text: OJ L158, 14.6.2019, p.22. 2 OJ L 158, 14.6.2019, pp.92 and 94.

text: Opinion No 04/2025

text: P.13, https://eur-lex.europa.eu/legal-content/EN/TXT/PDF/?uri=CELEX:52025DC0079 4 https://www.acer.europa.eu/sites/default/files/documents/Publications/ACER_2024_Monitoring_Electricity_Inf rastructure.pdf 5 The draft TYNDP 2024 consists of multiple documents and Annexes: https://www.entsoe.eu/outlooks/tyndp/2 024/. 6 https://www.acer.europa.eu/sites/default/files/documents/Official_documents/Acts_of_the_Agency/Framew ork_Guidelines/Framework%20Guidelines/FG_For_Joint_TYNDP_Scenarios.pdf

text: Opinion No 04/2025

text: Referred to in

text: Article 32(2) of Regulation (EU) 2019/943

text: . 8 Referred to in

text: . 9 E.g., fuel prices input. See section 2.2.2 of this Opinion. 10 E.g. on grid assumptions or published project-specific values. See sections 2.2.2 of this Opinion.

text: Opinion No 04/2025

text: th • Some relevant CBA indicators envisaged in the 4 CBA Guideline were not assessed in TYNDP 2024 or remained qualitative. ACER finds it important to fully implement th the 4 CBA Guideline to capture key indicators, such on balancing, flexibility and redispatch, in order to capture better how projects can contribute to reduce system costs. • There is scope to further disaggregate the TYNDP 2024 CBA results, ACER considers that publishing CBA results on a country-by-country basis, as opposed to in aggregated form, would facilitate future cost-sharing decisions. This is particularly important when infrastructure projects yield benefits to the relevant Member States differently from the way in which these Member States are expected to contribute to the overall cost according to the traditional “territorial principle”. • There is scope to provide more granular information on infrastructure needs. The infrastructure gaps report identifies needs for 88 GW of cross-border capacities by 2030 and 108 GW by 2040, many of which remain unaddressed by today’s planned projects. The TYNDP only publishes ranges of infrastructure needs and only at crossborder level as opposed to precise and locationally detailed information. In ACER’s view, more granularity in the IGI results could further help project promoters, and decision-makers, to identify infrastructure needs and prioritise project solutions to address them.

text: Opinion No 04/2025

text: P.13, https://eur-lex.europa.eu/legal-content/EN/TXT/PDF/?uri=CELEX:52025DC0079 12 https://www.acer.europa.eu/sites/default/files/documents/Publications/ACER_2024_Monitoring_Electricity_In frastructure.pdf 13 The draft TYNDP 2024 consists of multiple documents and Annexes: https://www.entsoe.eu/outlooks/tyndp/2 024/.

text: Opinion No 04/2025

text: I.e., the draft TYNDP 2012, the draft TYNDP 2014, the draft TYNDP 2016, the draft TYNDP 2018, the draft TYNDP 2020 and the draft TYNDP 2022. 15 Opinion No 05/2024, on the compliance of ENTSO-E and ENTSOG draft TYNDP 2024 Scenarios Report with ACER Scenarios Guidelines, https://www.acer.europa.eu/sites/default/files/documents/Official_documents /Acts_of_the_Agency/Opinions/Opinions/ACER_Opinion_05-2024_ENTSOs_Scenarios_TYNDP_ Guidelines.pdf 16 The ENTSO-E 4th guideline for CBA (version approved by the European Commission on 26 March 2024) is available here: https://eepublicdownloads.blob.core.windows.net/public-cdn-container/clean-documents/news/ 2024/entso-e_4th_CBA_Guideline_240409.pdf; ACER’s Opinion No 07/2023 on the ENTSO-E draft 4th guideline for CBA published on 18 July 2023 is available here: https://www.acer.europa.eu/sites/default/files/ documents/Publications/Opinions/ACER_Opinion_07-2023_on_the_draft_4th_ENTSO-E_Guideline_for_Cost_ Benefit_Analysis.pdf 17 ACER_Opinion_04-2023-Ele_projects_ENTSO-E_draft_TYNDP_2022&NDPs.pdf 18 https://www.acer.europa.eu/sites/default/files/documents/Position%20Papers/ACER_Consistency%20of%20C BA%20methodologies.pdf 19 ACER invited NRAs to express their views and provide comments on draft TYNDP 2024 projects and investments located on the territory of the NRAs’ Member States. In total, 24 NRAs provided input to the survey conducted from 17 February to 31 March 2025.

text: Opinion No 04/2025

text: According to the timeline presented in July 2022 by ENTSO-E and ENTSOG in the TYNDP 2024 Scenarios Kick-off Workshop (slide 18), the draft scenario report was expected to be published for ACER and Member States’ opinions in October 2023. Instead, it was published in May 2024. The final scenario report, after the European Commission approval was published in January 2025, instead of April 2024 as initially planned. https://2024.entsos-tyndp-scenarios.eu/wp-content/uploads/2023/07/2022-07-20-TYNDP-2024-Scenarios-Storyl ine-Workshop.pdf 21 P.32, https://eepublicdownloads.blob.core.windows.net/public-cdn-container/clean-documents/General%20 ENTSO-E%20documents/ENTSO-E%20Work%20Programme/ENTSO-E_AWP2024_231106.pdf 22 https://eepublicdownloads.blob.core.windows.net/public-cdn-container/tyndpdocuments/TYNDP2024/foropinion/TYNDP2024-consultation-summary-report.pdf

text: Opinion No 04/2025

text: As part of the public consultation on “TYNDP 2024 Scenarios input datasets & methodologies” run by ENTSO- E and ENTSOG from 4 July 2023 to 8 August 2023, both the hydrogen reference grid and the electricity reference grid were published but “for information purposes only” (as indicated in the published file), hence not consulted: https://view.officeapps.live.com/op/view.aspx?src=https%3A%2F%2F2024.entsos-tyndp-scenarios.eu%2Fwpcontent%2Fuploads%2F2023%2F07%2F20230704-Electricity_and_Hydrogen_Reference_Grid__Investment_ Candidates-02.xlsx&wdOrigin=BROWSELINK 24 I.e., (a) in the construction phase; (b) having successfully completed the environmental impact assessments; (c) in ‘permitting’ or ‘planned, but not yet permitting’.

text: Opinion No 04/2025

text: https://www.entsoe.eu/news/2024/03/15/entso-e-publishes-an-updated-version-of-the-cost-benefit-analysis-im plementation-guidelines-for-tydnp-2024/ 26 I.e., National Trends+ (‘NT+’) for 2030 and 2040, Distributed Energy (‘DE’) and Global Ambition (‘GA’), both for 2040 and 2050. 27 From TYNDP 2026, and in line with the ACER Scenario Framework Guidelines, ENTSO-E and ENTSOG are expected to develop for TYNDP a central scenario based on NECPs and two stress-test variants (pp.10-11 of ACER Scenario Framework Guidelines). 28 https://www.acer.europa.eu/sites/default/files/documents/Official_documents/Acts_of_the_Agency/Framew ork_Guidelines/Framework%20Guidelines/FG_For_Joint_TYNDP_Scenarios.pdf

text: Opinion No 04/2025

text: Opinion No 05/2024, https://www.acer.europa.eu/sites/default/files/documents/Official_documents/Acts_of_t he_Agency/Opinions/Opinions/ACER_Opinion_05-2024_ENTSOs_Scenarios_TYNDP_Guidelines.pdf 30 https://www.eionet.europa.eu/reportnet/docs/govreg/projections/govregart18_ec_parameters_projections_2021.z ip/view 31 https://2024.entsos-tyndp-scenarios.eu/annex-3/ 32 See ACER Opinion on ENTSOG TYNDP 2022, p.14-15: https://acer.europa.eu/sites/default/files/documents/Publications/Opinions/ACER_Opinion_06-2023_ENTSOG _draft_TYNDP_2022.pdf

text: Opinion No 04/2025

text: As part of the public consultation on “TYNDP 2024 Scenarios input datasets & methodologies” run by ENTSO- E and ENTSOG from 4 July 2023 to 8 August 2023, both the hydrogen reference grid and the electricity reference grid were published but “for information purposes only” (as indicated in the published file), hence not consulted: https://view.officeapps.live.com/op/view.aspx?src=https%3A%2F%2F2024.entsos-tyndp-scenarios.eu%2Fwpcontent%2Fuploads%2F2023%2F07%2F20230704-Electricity_and_Hydrogen_Reference_Grid__Investment_ Candidates-02.xlsx&wdOrigin=BROWSELINK 34 Respectively with the following weights: 0.233; 0.367; 0.4. 35 The use, for the first time, of a separate and more conservative starting grid in the needs assessment, different from the grids used for the CBA analysis was identified by ACER as a significant improvement in TYNDP 2022.

text: Opinion No 04/2025

text: https://view.officeapps.live.com/op/view.aspx?src=https%3A%2F%2Feepublicdownloads.blob.core.windows. net%2Fpublic-cdn-container%2Ftyndp-documents%2FTYNDP2024%2Fforopinion%2FStartingGrid2030.xlsx &wdOrigin=BROWSELINK 37 It must be noted that even among projects with completed environmental impact assessment, some may still face significant delays or may ultimately never be built.

text: Opinion No 04/2025

text: https://www.entsoe.eu/outlooks/offshore-hub/tyndp-ondp/. It is ACER’s understanding that in TYNDP 2026 the ONDP will be directly integrated in the infrastructure gaps assessment. 39 Which would be necessary for the cross-border capacity increases. According to the ENTSO-E Implementation Guidelines, “The capacity increases listed in this appendix include projects in the TYNDP 2024 portfolio and conceptual increases that do not correspond to existing projects. Cost assumptions are theoretical assumptions that include the assumed costs of reinforcement of internal networks that would be necessary for the cross-border capacity increases.”. 40 For the 2030-time horizon ENTSO-E explains in its infrastructure gaps report that “[…] 56 GW of storage capacity would be cost-efficient to reinforce Europe’s power system in 2030.” While 47 GW of this capacity comes from the NT scenario for 2030, the origin of the extra 9 GW of storage capacity increase remains unclear. To model the 2040-time horizon the respective capacities assumed in the scenarios are taken out of the model and considered as potential investments proposed to the expansion tool. The resulting storage capacities needs for 2040 is 227 GW, which is largely aligned with the data from NT scenario for 2040. Finally, for the 2050-time horizon, the IGI Implementation Guidelines (p.21) explain that “[…] battery generation capacities - are estimated based on optimization process with starting point of 2050 National Trends Scenario as a starting point with investment expansion with target of 2050 Distributed Energy Scenario generating capacities.” , while in the

text: Opinion No 04/2025

text: infrastructure gaps report (p.41) it is explained that “The System Needs study finds that by 2050 investing in an additional […] 540 GW of storage capacity (including 312 GW of battery storage capacity in scenario DE 2050 and 228 GW of storage capacity increase) would maximise the cost-efficiency of Europe’s carbon-neutral electricity system.”. This seems to be an inconsistency between the approach described in the Implementation Guidelines and the description provided in the infrastructure gaps report. 41 As part of its R&D activities, ENTSO-E could begin by developing both zonal and nodal models for the same study years, comparing their results before fully implementing the nodal model in the TYNDP.

text: Opinion No 04/2025

text: Different study years would use different reference grids. 43 ACER welcomes and supports ENSTO-E’s initiative envisaged in its TYNDP 2026 draft guidelines for projects inclusion: “[…] ENTSO-E will compute the dNTC increase value that will be used in TYNDP 2026 studies. The computations will be compliant with the 4th ENTSO-E CBA methodology and the latest CBA implementation guidelines […]”.

text: Opinion No 04/2025

text: As stated in the 4th CBA Guideline (p.22), investments can only be clustered together if they are no more than one level of maturity (status) apart. Additionally, their commissioning dates must not differ by more than five years, and investments labelled "under consideration" cannot be clustered with those at a different maturity (status).

text: Opinion No 04/2025

text: th (56) Calculation of the value of an investment: Despite the inclusion in the 4 CBA Guideline of specific methodology and formulas to calculate the NPV and BCR indicators, such indicators are missing from the TYNDP 2024 published information. ACER calls for ENTSO-E to publish the NPV and BCR information as part of the final TYNDP 2024 and to establish this as standard approach for future TYNDPs.

text: At pp.110-111 of the CBA Implementation Guidelines, a list of “project standard costs” is published. However, the Guidelines also clarified that these values are mainly outdated, making its actual use limited. 46 As stipulated in Annex V of

text: Regulation (EU) 2022/869

text: . 47 P.89 of CBA Implementation Guidelines. 48 As stipulated in Annex IV (3)(c) of

text: Regulation (EU) 2022/869

text: . 49 th Section 3.2.5 of ENTSO-E 4 CBA Guideline.

text: Opinion No 04/2025

text: Pp.58-63 of the CBA Implementation Guidelines. 51 P.66 of the CBA Implementation Guidelines.

text: Opinion No 04/2025

text: Referred as “s’h,i” in the CBA Implementation Guidelines (p.73). 53 Referred as “sh,i” in the CBA Implementation Guidelines (p.73). 54 Loss of Load Expectation. 55 Expected Energy Not Supplied.

text: Opinion No 04/2025

text: P.13 of the CBA Implementation Guidelines. 57 https://acer.europa.eu/electricity/security-of-supply/monitoring-energy-supply 58 The capacity factor is derived from National Grid ESO Capacity Market Auction Guidelines and ELIA PRODUCT SHEET CAPACITY REMUNERATION MECHANISM documents (p.130 of TYDNP 2024 CBA Implementation Guidelines). 59 th For example, the B7.1 indicator methodology described in the ENTSO-E 4 CBA Guideline foresees the possibility to calculate the balancing bids and offers in four different ways, but no indication is provided in the CBA results regarding which method was used.

text: Opinion No 04/2025

text: This is also somehow confirmed by the fact that the B9 indicator was computed by only 7 transmission projects and 11 storage projects. 61 Link to the guidance of applicants: https://eepublicdownloads.blob.core.windows.net/public-cdncontainer/tyndp-documents/TYNDP2024/2300828_TYNDP2024_GuidanceforPromoters_final_version.pdf

text: Opinion No 04/2025

text: I.e., that the project has received the approval of the environmental impact assessment (EIA) by the country competent authority. 63 https://tyndp.entsoe.eu/resources/tyndp-2024-draft-portfolio 64 As an example, here the link to ENTSOG TYNDP 2024 draft Annex A: https://www.entsog.eu/sites/default/fi les/2024-07/TYNDP%202024%20Annex%20A%20-%20List%20of%20projects.xlsx 65 Before the publication of the draft project list, ENTSO-E should share the (validated) preliminary list of collected projects with NRAs to allow promoters to correct certain information (as an example, see p.9 of ENTSOG TYNDP 2024 final guidelines for project inclusions, https://www.entsog.eu/sites/default/files/2023- 10/TYNDP%202024%20Guidelines%20for%20Project%20Inclusion_for%20Publication_0.pdf). 66 At least the following information should be published with the draft project list: technical information; maturity status; dNTC and affected borders; costs information; inclusion in previous PCI/PMI/TYNDP; commissioning years, project schedules & delays; information on how the project meets the criteria for inclusion in the starting and reference grids.

text: Opinion No 04/2025

text: ACER assessed the version of the TYNDP 2024 Project Sheets available on 14 April 2025 under the following link: https://tyndp.entsoe.eu/european-projects. 68 According to the draft CBA Implementation Guidelines (p.48): “The reference grid for the 2030 horizon, which corresponds to the mid-term horizon, is based on criteria a) and b) as defined within the 4th CBA Guideline. This means that only projects which, at their time of submission to the TYNDP, are in the construction phase or those which have successfully completed the environmental impact assessment can be part of the 2030 reference grid. The reference grid for the long-term horizon (2040) on top of that includes projects fulfilling the criteria listed under c) within the 4th CBA Guideline.”.

text: Opinion No 04/2025

text: I.e. 31. December 2030 for the 2030 reference grid and 31. December 2035 for the 2040 reference grid. 70 Member States that provided input to the questionnaire: AT, BE, BG, CZ, DE, EE, ES, FI, FR, GR, HR, HU, IE, IT, LT, LU, LV, MT, NL, PL, RO, SE, SI and SK

text: Opinion No 04/2025

text: Opinion No 04/2025

text: Opinion No 04/2025

text: https://www.acer.europa.eu/sites/default/files/documents/Official_documents/Acts_of_the_Agency/Framework_ Guidelines/Framework%20Guidelines/FG_For_Joint_TYNDP_Scenarios.pdf 72 https://www.acer.europa.eu/sites/default/files/documents/Official_documents/Acts_of_the_Agency/Opinions/O pinions/ACER_Opinion_05-2024_ENTSOs_Scenarios_TYNDP_Guidelines.pdf

text: Opinion No 04/2025

text: Refers to

text: Regulation (EU) No 347/2013

text: , which was repealed by

text: Regulation (EU) No 2022/869

text: . 74 OJ L 158, 14.6.2019, pp.168-169 and pp.174-175.

text: Opinion No 04/2025

text: Opinion No 04/2025

text: ENTSO-E ran a consultation on the TYNDP 2024 Implementation Guidelines between 11 September 2023 and 16 October 2023. In addition, ENTSO-E held a dedicated workshop on 9 October 2023. Following the consultation and the dedicated workshop, an updated version of the guidelines was published in March 2024.

text: Opinion No 04/2025

text: Following ACER’s recommendation in recital 70, recently commissioned projects should be included in the subsequent EU TYNDP for monitoring purposes, by providing all relevant information (such as commissioning date, final capacity, final incurred costs).

text: Opinion No 04/2025

text: Opinion No 04/2025

text: Opinion No 04/2025

text: Table 1: ACER’s assessment: Projects included in the 2030 reference grid based on criteria b) of the CBA IG,

text: which lack evidence of successful completion of EIA

text: Project Commissioning Status number year

text: 2029 In Permitting 120 2029 In Permitting 126 2035 In Planning but not permitting 127 2029 In Permitting 130 2027 In Permitting

text: Based on the data from the TYNDP 2024 Project Sheets, as assessed on 14 April 2025, available at https://tyndp.entsoe.eu/european-projects. 78 I.e., projects that are in “permitting” or “planned, but not yet in permitting” status and their timely realisation is most likely

text: Opinion No 04/2025

text: 2027 In Permitting 144 2029 In Permitting 170 2030 In Planning but not permitting 176 2029 In Permitting 210 2029 In Permitting 227 2027 In Permitting 228 2027 In Permitting 235 2028 In Permitting 254 2026 In Permitting 313 2027 In Permitting 323 2026 In Permitting 324 2026 In Permitting 328 2028 In Planning but not permitting 329 2028 In Permitting 340 2030 In Permitting 378 2027 In Planning but not permitting 379 2026 In Planning but not permitting

text: Table 2: ACER’s assessment: Projects included in the 2030 reference grid based on criteria b) of the CBA IG,

text: which appear to not meet the cut-off date

text: Included in 2030 Project number Commissioning year Status reference grid?

text: 2035 In Planning but not permitting Yes

text: The Lithuanian NRA clarified that for project 170 all relevant EIAs were completed. However, due to extreme price increase and unacceptable timeline proposed by the cable producers project 170 investment item 1034 interconnector "Harmony link" technical solution was updated and lead to rescheduling of the project and change of overall project status to In Planning but not permitting. This change was implemented and approved by relevant NRAs in mid-2024. NRAs approved that updated technical solution has no impact to the initial project CBA and CBCA, thus all calculation provided in TYNDP 2024 are valid and shall not be seen as inconsistent.

text: Opinion No 04/2025

text: Table 3: ACER’s assessment: List of projects that are not included in the 2030 grid but appear to meet the

text: inclusion criteria

text: Project Included in 2030 Commissioning year Status number reference grid?

text: 2027 Under Construction No 339 2028 Under Construction No 1085 2026 Under Construction No 1086 2026 Under Construction No

text: Table 4: ACER’s assessment: List of projects that are included in the 2040 reference grid but appear to not

text: meet the inclusion criteria

text: Included in 2040 Project number Commissioning year Status reference grid?

text: 2038 Under Consideration Yes 276 2035-2036 Under Consideration Yes 377 2032 Under Consideration Yes

text: Table 5: ACER’s assessment: List of projects that are not included in the 2040 reference grid but appear to

text: meet the inclusion criteria

text: 1085 2026 Under Construction No 1086 2026 Under Construction No

text: The Spanish NRA clarified that this project was initially included in the 2040 reference grid based on the data available at the time of the project’s submission.

text: Opinion No 04/2025

text: Table 6: ACER’s assessment: Projects for which the clustering of investments does not align with the criteria set out in ENTSO-E’s TYNDP 2024 CBA Implementation Guidelines, without any accompanying explanation

text: for the exception

text: Project Clustering issue Project name number

text: 1046 Finnish North-South reinforcement Necessity for 1134 GiLA clustering is not Hybrid interconnector Norway-Sørvest F Windfarm-Continent provided 1200 (DK, DE or BE) 138 Black Sea Corridor 170 Baltic States Synchronization with Continental Europe Investments’ commissioning dates 227 Transbalkan Corridor are more than 5 years 1094 Estlink 3 apart 83 1209 Latvia and Lithuania cross-border strengthening project 1239 Interconnection Ukraine-Slovak Republic Investments are more 170 Baltic States Synchronization with Continental Europe than one maturity 1104 Bauler - Roost stage apart 270 FR-ES project -Aragón-Atlantic Pyrenees "Under consideration" 276 FR-ES project -Navarra-Landes investments are 330 4th 400kV CZ-SK interconnector

text: As stated in the TYNDP CBA implementation guidelines (p.52), investments can only be clustered together if they are no more than one level of maturity (status) apart. Additionally, their commissioning dates must not differ by more than five years, and investments labelled "under consideration" cannot be clustered with those at a different maturity (status). Furthermore, a justification regarding the necessity of clustering shall be provided. The Lithuanian NRA clarified that due to extreme price increase and unacceptable timeline proposed by the cable producers project 170 investment item 1034 technical solution was updated and project commissioning date rescheduled. However, it does not affect the CBA results since new technical solution is designed to adhere the same benefits as it was identified in the initial calculations. In addition, this change was approved by Lithuanian, Latvian, Estonian and Polish NRAs in July of 2024 and confirmed by European Commission and CINEA as not effecting initial CBA results. Thus, project shall not be seen as inconsistent. The Lithuanian NRA clarified that the project is still in early stage of development, thus investment commissioning dates are still indicative. More concrete implementation timeline will be confirmed when project will reach permitting stage. Thus, project shall not be seen as inconsistent. See footnote 82

text: Opinion No 04/2025

text: clustered with more mature investments 1046 Finnish North-South reinforcement No justification of 1134 GiLA necessity of Hybrid interconnector Norway-Sørvest F Windfarm-Continent clustering provided 1200 (DK, DE or BE)

text: Table 7: ACER’s assessment: Inconsistencies between the commissioning date of the (least mature) investment

text: item and the corresponding project

text: Commissioning Commissioning Commissioning Commissioning Project year of (least year of Project year of (least year of number mature) corresponding number mature) corresponding investment project investment project

text: Opinion No 04/2025

text: Table 8: ACER’s assessment: Investment items with missing, unjustified or erroneous commissioning dates

text: Investment Corresponding Investment name Commissioning date number project number

text: 1014 Greenconnector 174 02-0296

text: 2024 Upgrade Cantegrit-Marsillon 270 00-0000

text: 1207 Upgrade Cantegrit-Saucats 276 00-0000

text: Table 9: ACER’s assessment: Inconsistency in the reported progress of projects and investments since TYNDP

text: 2022 and the reported commissioning dates

text: Commissioning Commissioning Transmission Transmission date Reported date Reported Investment Investment TYNDP TYNDP progress TYNDP TYNDP progress number number

text: 06-2024 06-2024 Delayed 1688 06-2026 06-2026 New 498 06-2024 06-2024 Delayed 1689 06-2027 06-2027 New 499 06-2024 06-2024 Delayed 1697 06-2028 06-2028 New 38 12-2027 12-2028 On time 1780 06-2028 06-2028 New 1503 12-2026 12-2027 On time 1781 06-2030 06-2030 New 635 12-2028 01-2028 On time 1706 12-2029 12-2031 New 650 12-2040 12-2040 Rescheduled 1707 12-2030 10-2030 New 689 12-2030 12-2030 Delayed 1717 06-2024 09-2024 On time 462 11-2025 11-2025 Delayed 645 12-2029 12-2029 Rescheduled 1493 11-2025 11-2025 Delayed 1727 12-2028 12-2029 New 810 03-2027 03-2027 Rescheduled 1736 07-2036 11-2035 New 1783 12-2026 12-2026 Delayed 1740 06-2031 07-2037 New 1784 12-2027 12-2027 Delayed 1741 06-2031 07-2037 New 665 12-2025 12-2027 On time 1752 12-2025 06-2026 New 238 12-2025 12-2025 Delayed 1753 12-2026 06-2026 New 1827 12-2029 12-2029 Rescheduled 1754 12-2025 06-2026 New 616 12-2042 12-2042 Delayed 1755 12-2030 12-2035 On time Ahead of 1010 12-2025 12-2025 1758 12-2030 12-2035 New time 1011 12-2025 12-2024 On time 1761 12-2030 12-2035 On time 1661 12-2025 12-2027 New 1760 06-2040 06-2035 New 1662 12-2025 12-2027 New 1769 12-2028 12-2028 New

text: Opinion No 04/2025

text: 1663 07-2023 05-2023 New 1770 12-2028 12-2028 New 1664 12-2023 12-2027 New 1771 12-2029 12-2029 New 1665 12-2023 12-2025 New 1774 12-2030 12-2030 New 1703 12-2025 12-2025 New 1775 12-2030 06-2035 New 995 12-2026 12-2029 On time 1785 06-2040 06-2031 New 1409 12-2026 12-2029 On time 1762 06-2035 06-2032 New 1107 12-2038 12-2037 On time 1765 01-2032 01-2032 New 1282 12-2030 12-2035 On time 1778 12-2030 12-2030 New 1241 12-2040 06-2038 Rescheduled 1766 08-2028 08-2028 New 1384 03-2025 03-2025 Delayed 1772 12-2027 12-2022 New 1211 09-2030 12-2041 On time 1773 12-2030 12-2025 New 1206 12-2030 12-2037 On time 1782 12-2029 12-2031 New 1383 12-2025 12-2025 Delayed 1793 12-2029 12-2029 New 1628 06-2026 06-2026 Delayed 1794 12-2029 12-2030 New 1472 12-2025 12-2025 Delayed 1796 12-2032 12-2032 New 1483 06-2034 06-2035 On time 1797 12-2035 12-2035 New 1629 12-2026 12-2028 On time 1798 12-2026 12-2026 New 1630 12-2026 12-2028 On time 1805 12-2029 12-2030 New 1498 12-2035 12-2035 New 1810 09-2031 03-2032 On time 1499 12-2026 12-2035 New 1812 11-2029 09-2030 On time 1521 12-2028 12-2028 New 1808 09-2030 03-2031 On time 1795 12-2028 12-2028 New 1809 09-2030 12-2031 On time 1544 06-2029 06-2029 Delayed 1813 12-2030 03-2032 On time 1642 07-2027 12-2029 New 1944 - 12-2037 On time 1646 07-2027 12-2029 New 2017 - 12-2026 On time 1652 07-2027 12-2029 New Storage projects 1653 07-2027 12-2029 New 1003 2030 2030 Delayed Project on 1622 12-2023 12-2024 New 1025 09-2028 12-2030 time Project on 1623 12-2023 12-2023 New 1035 2024 2027 time Project on 1555 12-2035 12-2035 New 1050 06-2031 2030 time 1559 06-2035 12-2035 On time 1052 04-2028 04-2028 New Project Project on 1584 12-2027 12-2027 Rescheduled 1054 2027 2030 time 1677 12-2028 09-2030 New

text: Opinion No 04/2025

text: Table 10: ACER’s assessment: Storage and transmission projects with the same project number

text: Number Transmission project name Storage project name

text: Purifying-Pumped Hydroelectric Energy 1041 GREGY Green Energy Interconnector Storage "Velilla del Río Carrión" (P-PHES VELILLA) 1046 Finnish North-South reinforcement Online Grid Controller “PSKW-Rio” Greece - Africa Power Interconnector 1048 WSK PULS (PHES) (GAP Interconnector) 1050 Tarchon Energy Ltd SE Integrator Lienz (AT) - Malta (AT) - Obersielach Purifying -Pumped Hydroelectric Energy 1052 (AT) Storage Buseiro (P-PHES BUSEIRO) 220-kV Westtirol (AT) - Zell/Ziller REVERSIBLE HYDROELECTRIC 1054 (AT) POWER PUMP "AGUAYO II" 1066 Bulgaria - Turkey Kemijoki PSP New AC 400 kV interconnection line 1067 PSP CONSO II Greece - Turkey Hydro-pumped electricity storage 1068 LaSGo Link GIRONÉS & RAÏMATS Construction of pumped-storage hydropower plant “Batak”, which utilizes 1074 Pannonian Corridor the pre-existing dams of the “Batashki hydroelectric cascade” - (PSHPP “Batak”)

text: Table 11: ACER’s assessment: Missing information regarding the transfer capacity increase as required by the guidance for applicants.

text: Project Project name number

text: North Sea Wind Power Hub 378 Transformer Gatica 379 Uprate Gatica lines 1139 380-kV Westtirol (AT) – Zell/Ziller (AT) 1155 380-kV Burgenland North (AT) - Sarasdorf (AT) - Greater Vienna (AT) 1156 380-kV Greater Vienna (AT) - Hessenberg (AT) 1158 380-kV Bisamberg (AT) – Gaweinstal (AT) – Zaya (AT) 1159 220-kV Bisamberg (AT) – Wien Südost (AT) 1192 HansaLink - Phase 1 1193 HansaLink - Phase 2 1214 Hybrid Interconnector Denmark-Germany 1217 Further Development of Offshore Renewables (MOG 3) 1236 Power-to-Gas for Austria (P2G4A) 1239 Interconnection Ukraine-Slovak Republic

text: Opinion No 04/2025

text: Project Project name number

text: 1240 Interconnection Ukraine-Romania

text: Table 12: ACER’s assessment: Insufficient information regarding the investment description, which is a required documentation according to the guidance for applicants. The third column indicates the only text information provided by the project promoters for the specific investment, which was deemed by ACER being insufficient.

text: Investment The project promoter provided the Investment name number following text

text: “The technical solution is subject to 650 BE-LUX-DE Long-Term perspective further studies” 1763 Beznau - Mettlen “Line” 1847 Transformers Mettlen “Transformers” 1942 Transformer Lachmatt “Transformers” 1768 Bickigen - Chippis “Line” 1913 HG Adriatic Corridor “HG Adriatic Corridor” 1917 HG Central link “HG Central link” HG Ionian-Tyrrhenian Corridor:Ionian “HG Ionian-Tyrrhenian Corridor: 1918 Link Ionian Link” “HG Ionian-Tyrrhenian HG Ionian-Tyrrhenian 1919 Corridor:Rossano-Montecorvino- Corridor:Rossano-Montecorvino-Latina Latina” 1921 SAPEI 2 “SAPEI 2” 2001 Beznau - Laufenburg “Line” 2002 Beznau - Breite “Line”

text: Table 13: ACER’s assessment: Discrepancy between projects’ information/map visualisation and reported

text: hosting countries

text: Project Project name Reported hosting countries number

text: North-South Electricity Corridor in Eastern BG, CZ, GR, HU, MK, PL, RO, 1226 Europe SK 124 Ekhyddan-Nybro-Hemsjö LT, LV, SE 1169 SAPEI 2 (none)

text: The Luxembourgish NRA clarified that the lack of information provided is due to the fact that the project is still under consideration.

text: Opinion No 04/2025

text: Table 14: NRAs’ disagreement with any investment inclusion in the TYNDP 2024

text: Reporting Investment Investment name NRA comment NRA’s MS number

text: Austria 2010 Power-to-Gas for Austria Strong opposition by E-Control. There (P2G4A) is no derogation according to Art. 54 (2) of the directive. Therefore, APG cannot be a promoter of that project type. Also, the project promoter states the ÖNIP as the Austrian NDP which is incorrect (besides that, the project is not mentioned in the ÖNIP). Projects of this type could potentially only qualify as storage in the TYNDP (ENTSO-E needs to adapt the project inclusion guidelines accordingly). Bulgaria 2011 400kV OHL, Maritsa East (BG) - Nea Santa (GR) 2013 400kV OHL, Blagoevgrad (BG) - Lagadas (GR) 2014 400kV OHL, Tsarevets Missing in NDP (BG) - Draganesti Olt (RO) 2015 400kV OHL, Svoboda (BG) - Bucuresti Sud (RO) 2016 400kV OHL, Tsarevets (BG) - Zlatitsa (BG)

text: Investment item 2010 was removed from the TYNDP 2024 project portfolio after the completion of the NRA project review.

text: Opinion No 04/2025

text: Table 15: NRAs’ disagreement with including an investment in the TYNDP 2024 in any status other than “under

text: Austria 1483 Upgrade Obersielach (AT) - Podlog (SI) 1854 380-kV Westtirol (AT) – Zell/Ziller (AT) 1855 380-kV St. Peter (AT) - Dürnrohr Investments are not approved in the NDP 2023 (AT) yet (mentioned as possible future investment). In 1844 380-kV NDP 2025 those investments could potentially be Obersielach (AT) - approved by the NRA. Hessenberg (AT) 1863 380-kV Greater Vienna (AT) - Hessenberg (AT) 1869 380-kV Bisamberg (AT) – Gaweinstal (AT) – Zaya (AT) Belgium 650 BE-LUX-DE The investment has not yet been approved as part Long-Term of the NDP perspective 1107 2nd interconnector The investment has not yet been approved as part between Belgium of the NDP and Germany 1561 BE-NL interconnector: The investment has not yet been approved as part upgrade VanEyck- of the NDP Maasbracht 1706 Converter Stations The investment is not part of the NDP & Subsea Cabling 1759 Connection The investment has been approved conditionally between Belgium as part of the NDP but the condition has not yet and the Danish been met to take the final investment decision. Energy Island Hungary 1986 HVDC Arad- The project (1986/1216) is currently not included Albertirsa in the NDP, and it is not advanced enough to be considered a fully developed project suitable for inclusion as an approved investment. The project is still in the study phase. However, the NRA agrees with its inclusion as an investment "under consideration" because the project has regional strategic importance and potential significance. Regional and national consultations are still ongoing.

text: Opinion No 04/2025

text: Italy 1384 Merchant line Investment 1384 (third party project) was "Castasegna (CH) deemed "under consideration" by ARERA's - Mese (IT)" opinion 4/2025 on the last scrutinised NDP. Therefore, it should be "under consideration" 1799 GRITA 2 1889 HVDC Milano- Montalto 1913 HG Adriatic Corridor 1918 HG Ionian- Investments 1799, 1889, 1913, 1918, 1919 and Tyrrhenian 1921 (TSO projects) have never received a Corridor:Ionian positive opinion Link of the NRA for construction purposes. Therefore, 1919 HG Ionian- they have to be deemed "under consideration" Tyrrhenian Corridor:Rossano- Montecorvino- Latina 1921 SAPEI 2 Romania 1782 Black Sea HVDC submarine interconnection Project 1782 - Georgia - Romania Black Sea project (submarine) and projects 1986,1987, 2003, 2008 1986 HVDC Arad- - HVDC Interconnector Romania-Hungary - are Albertirsa also not approved investments. In NDP these 1987 HVDC Arad- projects are part of NDP's Section II - Constanta South Investments not included in NDP; will be 2003 HVDC Arad- included on basis of a subsequent decision of Bucharest parties involved 2008 HVDC Bucharest - Constanta South Slovenia 616 Salgareda - Divaca Status in NDP: under consideration, possible commissioning beyond 2040; 1478 Dekani (SI) - Zaule (IT) Status in NDP: under consideration, third party interconnection projects, exception granted under conditions: 1482 Redipuglia (IT) - construction to start no later than 28.2.2024, Vrtojba (SI) commissioning no later than 31.8.2025 Interconnection 1483 Upgrade Obersielach (AT) - Status in NDP: under consideration Podlog (SI) 1029 PSPP Kozjak Status: storage hydropower plants are not subject (storage) to NRA approval except for the necessary extension of the transmission network, which is foreseen in the NDP for the connection of the storage

text: Opinion No 04/2025

text: Table 16: NRAs’ assessment: Investments with cross-border relevance that are not included in the EU TYNDP

text: Expected Action Reporting NRA’s Investment name Status commissioning recommended by country year NRA

text: To be included in Dobbiaco (IT) - Planned the TYNDP, if Italy 2038 Sillian (AT) project agreed by AT NRA 400kV OHL Under Romania 2033 Include in TYNDP Gutinas - Straseni consideration

text: Table 17: NRAs’ objection to project inclusion in the reference grids

text: Reporting Project Project name NRA comment NRA’s MS number

text: Italy 127 Central Southern The investment should not be in the 2030 Italy (Foggia- reference grid because it is not in advanced Gissi part) permitting status. 150 Italy-Slovenia The project should not be in the 2030 and 2040 reference grids because it is under consideration. 174 Greenconnector The project should not be in the 2030 reference grid because it has no final permits on the Swiss side. 250 Merchant line The project should not be in the 2030 and 2040 Castasegna (CH) - reference grid because this third-party project Mese (IT) experienced repeated delays in the last years and it is deemed under consideration. 323 Dekani (SI) - Zaule (IT) These projects should not be in the 2030 interconnection reference grid because this third-party project 324 Redipuglia (IT) experienced repeated delays in the last years Vrtojba (SI) interconnection 375 Lienz (AT) - The project should not be in the 2040 reference Veneto region grid because its commissioning date is currently (IT) 220 kV expected 2036 1059 Montecorvino- (investment Avellino and This investment should not be included in the 1727) Nord-Ben. in 2030 reference grid because the currently Campania expected commissioning date is 2032 (investment) 1109 New 400 kV (investment overhead line The project should not be in the 2040 reference 1796) between Aliano because its commissioning date is currently and Montecorvino expected 2038. (investment)

text: Opinion No 04/2025

text: 1112 GRITA 2 The project should not be included in the 2040 reference grid because it is deemed under consideration. 1157 HG North The project should not be included in the 2030 Tyrrhenian and 2040 reference grid because it is under Corridor consideration and the currently expected commissioning date is 2033-2034 (later than the 2030 threshold set by ENTSO-E for the 2030 reference grid inclusion). 1167 HG Central link The project should not be included in the 2030 reference grid because the currently expected commissioning date is 2031. 1168 HG Ionian- The project and its two investments 1918 and Tyrrhenian 1919 should not be included in the 2040 Corridor reference grid because they are currently under consideration and the commissioning date is currently expected 2040. Slovenia 616 Salgareda - Divaca 1483 Upgrade Objection of project inclusion in 2030 reference Obersielach (AT) grid, as commissioning year is beyond 2030. - Podlog (SI) 1029 (storage) 323 Dekani (SI) - Objection of inclusion in 2030 and 2040 Zaule (IT) reference grids, as these third-party projects have interconnection been repeatedly postponed in the past, last exception granted under conditions: construction 324 Redipuglia (IT) - to start no later than 28.2.2024, commissioning Vrtojba (SI) no later than 31.8.2025. According to NRA’s interconnection information, construction has not yet started. The 335 North Sea Wind The NRA disagrees that the following projects Netherlands Power Hub are included in the 2030 or 2040 reference grid: all projects related to North Sea Wind Power Hub. These projects are still under consideration and the plans are still changing.

text: Table 18: NRAs’ views on projects that should have been part of the reference grid

text: Italy 1085 Malta-Italy Cable Project 1085, investment 1751, 2nd cable Italy- Link No.2 Malta got permits and is expected to be commissioned in the coming years. It should have been in the reference grid 2030.

text: Opinion No 04/2025

text: Table 19: Inconsistencies identified by NRAs when comparing the latest NDP (or the more recent information available to the NRAs) with the draft EU TYNDP 2024 investment information

text: Inconsistency Reporting Investment identified in the NRA comment NRA’s MS number investment information

text: Austria 1555 Expected Different CD in latest NDP, the TSO commissioning date informed the NRA, that a 5-to-6-year delay would be necessary according to permitting issues on the Italian side. Due to aging issues the current line (to be replaced by investment 1555) may have to be disconnected earlier, which would cause transfer capacity to decrease for some years. Belgium General comment: Concerning the differences in the investment costs, CREG is not able to specify them precisely but the CAPEX values indicated in the draft TYNDP 2024 are systematically lower than the latest information available to CREG. 1625 Expected commissioning date, Expected commissioning date is different investment 2030. costs/or annual operating costs 1791 Expected commissioning date, Expected commissioning date is different investment 2033. costs/or annual operating costs 934 Expected commissioning date, Expected commissioning date is different investment 2033. costs/or annual operating costs 1008 Expected Expected commissioning date is commissioning date 2032. 1518 Expected commissioning date, Expected commissioning date is different investment 2028-2029. costs/or annual operating costs 1519 Expected Expected commissioning date is commissioning date 2030-2032. 1759 Expected commissioning date, different investment costs/or annual operating costs 1520 Expected Start of investments is expected after Bulgaria 1736 commissioning date 2035

text: Opinion No 04/2025

text: Finland 1689 Status TYNDP status = in permitting. Status according to Fingrid website = under construction (started at end of 2024). 1781 Technical features In TYNDP Investment name is Nuojuankangas-Vihtavuori (Metsälinja 2), but it is to be built from Nuojuankangas to Petäjävesi. According to Fingrid's website and the NDP the end substation will be Vihtavuori instead of Petäjävesi. Greece 1988 Expected According to the latest submitted commissioning date draft NDP (period 2025-2034) the commissioning date of investment 1988 has to be updated to 06.2031. Italy 1503 Expected the commissioning date is still to be commissioning date, identified, pursuant to ARERA's status, investment costs opinion 4/2025 on the Italian NDP. and/or annual operating The status should be "planned". The costs CAPEX estimate is 527 million Euro. 635 Status, investment costs She status is inconsistently reported and/or annual operating ("under construction" at project level costs and "in permitting" at investment level). The project completed permitting, but it is still to start construction. It should be probably put in status 3 "in permitting". The CAPEX estimate (850 million euro) is outdated and not aligned with current HVDC costs. 90 Expected The commissioning date is 2026 commissioning date 1041 Expected The commissioning date is 2026. commissioning date 86 Technical features, The length of the pending part expected commissioning (Foggia - Gissi) is about 132 km. The date commissioning date is 2029 for Foggia - Gissi part (it was 2016 for Gissi - Villanova part). 616 Technical features, The project should be limited to expected commissioning short-medium term interventions and date, investment costs exclude the HVDC link. The and/or annual operating commissioning date for the mediumcosts term works should be 2030 and their CAPEX should be 110 million Euro. 1014 Expected The commissioning year "0296" is commissioning date wrong.

text: Opinion No 04/2025

text: 1384 Expected The commissioning date should be commissioning date, 2029 (both at project level, now status 2027, and at investment level, now 2025). The status should be "under consideration" according to ARERA's opinion 4/2025. 1458 Expected The commissioning date should be commissioning date 2029 also at investment level. The date at project level is already okay. 1478 Investment costs and/or The CAPEX is 30 million euro annual operating costs 1482 Investment costs and/or The CAPEX is 50 million euro annual operating costs 1521 Technical features, The length is about 250 km. expected commissioning Commissioning date at investment date, status level should be 2029 (already okay at project level). The status is under construction (permitting completed in Jan 2024). 1555 Expected The commissioning date should be commissioning date 2036. 645 Expected The commissioning date should be commissioning date 2028. 1727 Expected The commissioning date should be commissioning date 2032. 1796 Expected The commissioning date should be commissioning date, 2038. CAPEX should be 329 million investment costs and/or Euro annual operating costs 1797 Investment costs and/or CAPEX should be 76 million Euro annual operating costs 1798 Expected The commissioning date should be commissioning date, 2027 also at investment level (date at investment costs and/or project level is already ok). CAPEX annual operating costs should be 250 million Euro. 1799 Expected The commissioning date should be commissioning date, 2033/2035. The project status should status, investment costs be "under consideration" according to and/or annual operating ARERA's opinion 4/2025.The costs CAPEX should be 2500 million Euro. 1889 Technical features, The capacity should be 2100 MW. expected commissioning The commissioning date should be date, status, investment 2033-2034. The project status should costs and/or annual be "under consideration" according to operating costs ARERA's opinion 4/2025 and ARERA's decision 341/2024. The CAPEX should be 3800 million Euro.

text: Opinion No 04/2025

text: 1913 Technical features, The capacity should be 2100 MW. expected commissioning The commissioning date should be date, status, investment 2033-2034. The project status should costs and/or annual be "under consideration" according to operating costs ARERA's opinion 4/2025 and ARERA's decision 341/2024. The CAPEX should be 3840 million Euro. 1917 Expected The commissioning date should be commissioning date 2031. 1918 Expected The commissioning date should be commissioning date, 2040. The project status should be status, investment costs "under consideration" according to and/or annual operating ARERA's opinion 4/2025 and costs ARERA's decision 341/2024. The CAPEX should be 2350 million Euro. 1919 Expected The commissioning date should be commissioning date, 2040. The project status should be status, investment costs "under consideration" according to and/or annual operating ARERA's opinion 4/2025 and costs ARERA's decision 341/2024. The CAPEX should be 3072 million Euro. 1921 Technical features, The length should be around 600 km. status, investment costs The project status should be "under and/or annual operating consideration" costs according to ARERA's opinion 4/2025 and ARERA's decision 341/2024. The CAPEX should be 2162 million Euro. 1962 Expected The commissioning date should be commissioning date 2042. 1945 Clustering with other The two investments should be not investments, investment clustered together, as they are costs and/or annual separate projects. The CAPEX is operating costs underestimated. It should be 4600 million Euro (according to the value communicated for the Italian NDP 2025) or even higher due to current market conditions. 1946 Technical features, The length is about 690 km clustering with other (according to the value investments, investment communicated for the Italian NDP costs and/or annual 2025). The two investments should operating costs be not clustered together, as they are separate projects. The CAPEX is underestimated. It should be 3850 million Euro (according to the value communicated for the Italian NDP

text: Opinion No 04/2025

text: 2025) or even higher due to current market conditions. 1957 Technical features, other The capacity is overestimated, as significant difference deep-sea cables bipolar HVDC links do not allow reaching 2000 MW capacity. Consequently, the transfer capacity increase will also be lower (indicatively, about 1000 MW). Poland 1034 Clustering with other the technology of implementation of investments cross-border Harmony Link from HVDC submarine cable to HVAC land cables was change 1661 Investment costs and/or different investments costs where in annual operating costs TYNDP they are around 10% higher. 1662 Technical features, Both investments investment costs and/or are combined in the NDP. Next NDP annual operating costs will update this accordingly. 1663 Status commissioned 1664 Expected partly commissioned in 2025 commissioning date Spain General comment: The Spanish NDP2021-2026 was elaborated before the EU TYNDP 2024 and the following differences are regarding this current NDP and the monitoring in MONIP (February 2025) 18 Expected The commissioning date included in commissioning date the TYNDP2024 is June 2024, but in MONIP platform is April 2025. The TSO will try to update the information in the final TYNDP2024 version. 496 Expected The commissioning date included in commissioning date, the TYNDP2024 is June 2024, but in investment costs and/or MONIP platform is April 2025. In annual operating costs, the TYNDP2024, the CAPEX value technical features included is 50,6 M€ and the OPEX value included is 0,16 M€/year. In MONIP platform, the CAPEX value is 80,047 M€ and the OPEX value included is 0,092 M€/y. The length value included in the TYNDP2024 is 133km and in the MONIP platform is 94,71 km. The TSO will try to update the information in the final TYNDP2024 version. 1211 Expected The commissioning date included in commissioning date, the TYNDP 2024 and in MONIP is investment costs and/or Dec 2041, but this date has changed annual operating costs significantly regarding the information reported in the

text: Opinion No 04/2025

text: TYNDP2022 (September 2030). Also, The CAPEX value included in the TYNDP20024 and in MONIP platform is 2.300 M€, but this CAPEX has changed significantly regarding the information reported in the TYNDP2022 (1.149 M€). The TSO has confirmed this final CAPEX value this final commissioning date. 1212 Expected The commissioning date included in commissioning date, the TYNDP24 is September 2030, investment costs and/or but in annual operating costs MONIP platform is December 2035. 1214 Expected Investments 1214 and 1215: The commissioning date, CAPEX values included in the investment costs and/or TYNDP2024 for both investments annual operating costs are different from the values included in MONIP due to a mistake (the values are exchanged). The TSO will try to update the information in the final TYNDP2024 version. 1215 investment costs and/or The CAPEX value included in the annual operating costs TYNDP2024 is different from the values included in MONIP due to a mistake (the values are exchanged). The TSO will try to update the information in the final TYNDP2024 version. 1206 Expected The commissioning date included in commissioning date, the TYNDP24 is December 2037, but investment costs and/or in MONIP platform is December annual operating costs 2036. It can be a mistake. Nevertheless, this date has changed significantly regarding the information reported in the TYNDP2022 (December 2030). The TSO has confirmed the commissioning date (2037). The CAPEX value included in the TYNDP20024 and in MONIP platform is 2.300 M€, but this CAPEX has changed significantly regarding the information reported in the TYNDP2022 (1.245M€). The TSO has confirmed this final CAPEX value. 1210 Expected The commissioning date included in commissioning date the TYNDP2024 is December 2030,

text: Opinion No 04/2025

text: but in MONIP platform is December 2035. The TSO will try to update the information in the final TYNDP2024 version. Sweden 1783 Expected Expected commissioning date commissioning date, according to the NDP is 2027-2028. reason for the progress Reason for the delay according to the of investment NDP is the ongoing appeal process of the related investment Ekhyddan- Nybro. 1784 Reason for the progress Different reason for the progress of of investment the investment. Information in the draft TYNDP states that permit is denied, and appeal process is ongoing. However, permit was granted by the Swedish Energy Markets Inspectorate in October 2024. The granted permit has been appealed, and the appeal process is ongoing. 403 Other significant Transfer capacity increase is 800 difference MW according to the NDP. 995 Expected commissioning date, The project has been cancelled since status, progress of the permit has been denied. investment 1241 Expected Expected commissioning date commissioning date according to the NDP is 2040. 1675 Status, other significant Transfer capacity increase for the difference project NordSyd is in total 2700 MW between SE2 and SE3 according to the NDP. Total route length for the project NordSyd is in total 2000 km according to the NDP. Status of the majority of the project is in preparatory phase, while a smaller part of the project is under consideration according to the NDP. 1764 Status, other significant Transfer capacity increase for the difference project NordSyd is in total 2700 MW between SE2 and SE3 according to the NDP. Total route length for the project NordSyd is in total 2000 km accordning to the NDP. Status of the majority of the project is in preparatory phase, while a smaller part of the project is under consideration according to the NDP.

text: Opinion No 04/2025

text: Status in the NDP is under Expected consideration. Expected 1765 commissioning date, commissioning date according to the status NDP is 2036.

text: Table 20: General NRAs’ comments concerning TYNDP 2024 projects

text: Reporting Project(/inve Project NRA’s stment) (/investment) NRA comment MS number name

text: Belgium 1759 DC-part of Regarding investment 1791, the final investment (investment) Princess decision has still not been taken. The realisation of Elisabeth investment 1791 is necessary for investment 934. Island CREG notes that this investment is only included in the reference grid 2040 but is assessed under the (investment) TOOT approach. Considering the current uncertainties around this project, we would recommend to use the PINT approach. Furthermore, CREG notes a huge increase in results for SEW compared to TYNDP 2022. For CREG, it is not clear how these increases can be explained and if this is due to the change of approach (PINT in TYNDP 2022, and TOOT in draft TYNDP 2024). More generally, regarding the estimated benefits, CREG is not able to assess them since CBAs have not been performed by the Belgian TSO for all projects of the draft TYNDP 2024 or the CBAs which has been performed as part of the last NDP are now outdated (NDP was published in 2023). Germany 1991 Xlinks DC This project does not fall under the usual definition of interconnector and/or regulated asset, since it's a privately financed grid-connection of extraterritorial renewable generation and storage, no connection to the non-MS grid is planned. It will be, as of today, included in the upcoming German NDP, however not as a project in the usual sense (no evaluation via CBA because the costs will not be incurred on anyone but the project promoter), but as an input parameter for the market model in one of the scenarios since there is already an existing agreement with TenneT on a grid connection. The NRA does NOT oppose the project, but wants to raise the point that it does not seem to fit in any of the usual definitions.

text: Opinion No 04/2025

text: There also appear to be at least two other items of a similar character (unidirectional energy flows and no grid connection in one country), 1230 - TuNur Malta and 1048 GAP interconnector. Ireland The investment of the '1935' project will provide South Coast access to new offshore wind, which will support Offshore security of supply. Separately, this will bring 1935 Transmission offshore wind that can be exported to the EU Project through the interconnectors, thereby, contributing to market integration.

identifier: ACER Opinion No 04/2025

publisher: Europeiska unionens byrå för samarbete mellan energitillsynsmyndigheter

sprak: en

title: ACER Opinion 04-2025 on ENTSO-E's 2024 draft TYNDP and Infrastructure Gaps Identification report 2024

serie: yttranden

text: PUBLIC

type: stycke

text: OPINION No 04/2025 OF THE EUROPEAN UNION AGENCY FOR THE COOPERATION OF ENERGY REGULATORS of 26 May 2025 ON ENTSO-E’s DRAFT TEN-YEAR NETWORK DEVELOPMENT PLAN 2024 AND ON ENTSO-E’s DRAFT INFRASTRUCTURE GAPS REPORT 2024

type: rubrik

text: THE EUROPEAN UNION AGENCY FOR THE COOPERATION OF ENERGY REGULATORS, Having regard to

text: Regulation (EU) 2019/942

text: of the European Parliament and of the Council of 5 June 2019 establishing a European Union Agency for the Cooperation of Energy Regulators (ACER), and, in particular,

text: Article 4(3)

text: (b) and

text: Article 11

text: (c) thereof, Having regard to

text: Regulation (EU) 2019/943

text: of the European Parliament and of the Council of 5 June 2019 on the internal market for electricity , and, in particular,

text: Article 32(2)

text: thereof, Having regard to

text: Regulation (EU) 2022/869

text: of the European Parliament and of the Council of 30 May 2022 on guidelines for trans-European energy infrastructure, and, in particular,

text: Article 13(3)

text: thereof, Having regard to the outcome of the consultation with ACER’s Electricity Working Group, Having regard to the favourable opinion of the Board of Regulators of 14 May 2025, delivered pursuant to

text: Article 22(5)

text: (a) of

text: Regulation (EU) 2019/942

text: , Whereas:

text: EXECUTIVE SUMMARY

text: A robust Ten-Year Network Development Plan is essential for an affordable energy transition

text: (1) The EU wide ten-year network development plan (TYNDP) plays a central role in the development of electricity transmission infrastructure in Europe by identifying crossborder infrastructure needs and projects of the highest benefit for the society. The European Commission Action Plan for Affordable Energy and the ACER Electricity Infrastructure Monitoring report highlight the need for significant investments in Europe’s electricity infrastructure in the coming years. Given the magnitude of the infrastructure investments required, with grid costs which are expected to become an increasingly important component of electricity costs, a robust and fit for purpose TYNDP is an essential tool to guide efficient grid development.

text: ACER assessment of ENTSO-E draft Infrastructure Gaps report and draft TYNDP 2024

text: (2) On 9 April 2025, ENTSO-E submitted the draft TYNDP 2024 to ACER for its opinion. The draft TYNDP 2024 also includes the infrastructure gaps identification (IGI) report, along with a description of the adopted methodologies and their implementation. It also contains a description and assessment of 177 electricity transmission projects, corresponding to 347 investment items, and 33 electricity storage projects.

text: (3) The electricity TYNDP has evolved continuously since its first edition in 2010. ACER welcomes the progress made to date and acknowledges ENTSO-E’s commitment to introducing improvements and to enhancing the quality and transparency of each new edition. A notable example is a first effort to analyse in TYNDP 2024 the impact of the internal networks’ limits on the optimal target of interconnections. ACER also acknowledges and appreciates ENTSO-E and ENTSOG's ongoing efforts to further align the (already initiated) TYNDP 2026 scenario development with the ACER Scenarios Framework Guidelines .

text: (4) While recognising the complexity and resource-intensive nature of the TYNDP process within its two-year timeframe, some key areas still require improvements, while certain recurring recommendations from previous ACER Opinions remain also unaddressed. This Opinion on ENTSO-E’s draft infrastructure gaps report and draft TYNDP 2024, includes actionable targeted recommendations that ACER believes would further enhance the overall value of these deliverables, by improving the transparency, consistency, and relevance of the identified system needs and proposed project solutions,

text: thus better supporting investment decisions, policy objectives, and the efficient development of the European electricity grid.

text: (5) ACER finds that the draft TYNDP 2024 assessments and the projects included in it, generally contribute to the objectives of non-discrimination, and effective competition . However, room for improvement remains and ACER finds that the draft TYNDP 2024 does not sufficiently contribute to the efficient functioning of the electricity market and the sufficient level of cross-border interconnection open to third-party access , due to the following aspects:

text: • Delays in the delivery of the draft TYNDP 2024 were observed, largely caused by delays in the scenario development process. As a result, the selection process for Projects of Common Interest (PCI) and Projects of Mutual Interest (PMI) and the National Regulatory Authorities (NRAs) received the TYNDP information later than in previous cycles. Addressing the roots of these delays would help ensure the TYNDP can be fully and timely used during the PCI/PMI selection process, including sufficient time for NRAs to thoroughly assess project information and related benefits. • Consultation on key methodological aspects and assumptions could be enhanced in terms of timing and scope. In particular, the infrastructure gaps implementation guidelines were published only in the draft TYNDP package, not allowing stakeholders to provide timely feedback on the proposed assumptions and approaches. Having substantial consultation early enough in the process would allow to consider stakeholders comments duly, before the assessments are performed. • Transparency and consistency regarding assumptions and project information could be further improved. While recognising efforts and improvements in terms of transparency, it is sometimes unclear how certain assumptions and project information change across different TYNDP steps, e.g., from scenario development 9 10 to the gaps assessment. Outdated data or inconsistent information may affect the overall robustness of the national and EU-wide assessments, including the PCI/PMI selection process. • The medium-term focus of the TYNDP should be strengthened. While having scenarios which look at the long-term is important, especially in connection with the carbon neutrality objectives, in ACER’s view, priority should be given to study the 10-year or 15-year ahead time horizon, as this is particularly useful to provide the more reliable information to spot infrastructure gaps and assess project benefits through a full CBA.

text: (6) All in all, ACER believes that tackling these elements would further improve the overall value of the TYNDP exercise. ACER remains committed to support ENSTO-E’s efforts to address the above listed areas for improvements.

text: 1. INTRODUCTION

text: (7) Cross-border electricity infrastructure is essential for advancing energy market integration, unlocking related benefits, and achieving the European Union’s ambitious decarbonisation goals. The EU wide ten-year network development plan plays a central role in the development of electricity transmission infrastructure in Europe by identifying cross-border infrastructure needs and by assessing projects of the highest benefit for the society.

text: (8) The European Commission Action Plan for Affordable Energy and the ACER Electricity Infrastructure Monitoring report show that cross-border infrastructure needs are often not matched by concrete projects and highlight the need for significant investments in Europe’s electricity infrastructure in the coming years. Given the magnitude of the infrastructure investments required, with grid costs which are expected to become an increasingly important component of electricity costs, a robust and fit for purpose TYNDP is an essential tool to guide efficient grid development.

text: (9) The TYNDP does not mandate how Member States should develop their electricity networks. However, its methodologies, results and deliverables are often used in the national network and system planning. The TYNDP is also the basis for the selection of European energy infrastructure Projects of Common Interest (PCI) and Projects of Mutual Interest (PMI). Therefore, transparency and robustness of the TYNDP assumptions and results, along with timely delivery, are critical ingredients to ensure quality of national planning and of the PCI/PMI selection process.

text: (10) On 9 April 2025, ENTSO-E submitted the draft TYNDP 2024 to ACER for its opinion. The draft TYNDP 2024 also includes the infrastructure gaps identification (IGI) report, along with a description of the adopted methodologies and their implementation. It also contains a description and assessment of 177 electricity transmission projects, corresponding to 347 investment items, and 33 electricity storage projects.

text: (11) The present Opinion addresses both the ENTSO-E draft TYNDP 2024 (see sections 2.1, 2.2, 2.3, 2.5, 2.6 and 2.7) and the draft infrastructure gaps report, developed by ENTSO- E within the framework of the TYNDP 2024 (see in particular section 2.4, but also sections 2.1, 2.2, and 2.3).

text: (12) ACER assessed the draft TYNDP 2024 on the basis of the following main criteria:

text: (13) ACER assessed the draft infrastructure gaps report on the basis of the essential requirement of the infrastructure gaps report, as specified in

text: Article 13 of Regulation (EU) 2022/869

text: (14) Furthermore, ACER considered its previous Opinions, recommendations and positions 14 15 th 16 on TYNDPs , on TYNDP scenarios , on the ENTSO-E 4 CBA methodology , on electricity TYNDP projects , on the consistency across ENTSO-E and ENTSOG CBA methodologies and the input provided by NRAs to a survey conducted from 17 February to 31 March 2025 .

text: 2. ACER’S ASSESSMENT

text: Improvements with respect to the previous TYNDP

text: (15) ACER acknowledges and welcomes the updates made in this report compared to the previous version, particularly the inclusion of a variant to evaluate the impact of the internal networks’ limits on the optimal target of interconnections and the assessment of system needs covering also the 2050-time horizon through a simplified approach as more

text: subject to uncertainty. ACER also finds that the clarity in the TYNDP finding reports has improved compared to the previous editions.

text: (16) A summary of all the welcomed changes compared to the previous TYNDP is provided in Annex II.

text: Key remarks on the TYNDP package

text: 2.2.1. Delays in TYNDP deliverables publication

text: (17) Delays are observed in the delivery of the overall TYNDP package. More specifically, the 2024 Scenario Report was delayed by circa eight months compared to ENTSO-E’s and ENTSOG’s initial proposal , while the draft TYNDP 2024 (including the draft infrastructure gaps report, or IGI) was submitted to ACER for its opinion on 9 April 2025, i.e., circa six months later than the targeted date set in ENTSO-E’s work programme 2024 . As a result of these delays, the scope of the TYNDP was reduced, and the PCI/ PMI selection process and the NRAs received the supporting information later than in previous cycles. ACER calls on ENTSO-E to assess the root causes of continued delays in the TYNDP development process.

text: 2.2.2. Transparency on main assumptions, results and project information

text: (18) ENTSO-E did not publish the specific “target capacities” for interconnections and storages identified in the infrastructure gaps assessment, sharing only value ranges. In ACER’s view this could limit the transparency, replicability and usability of the exercise. ACER asks ENTSO-E to include in the final TYNDP 2024 the actual values of the “target capacities” resulting from the infrastructure gaps identification for all time horizons and recommends for the future TYNDPs to calculate and publish the needs with the maximum level of granularity possible (see also section 2.4.4).

text: (19) As also requested by other stakeholders during the consultation window , it would be beneficial to further enhance the visibility and accessibility of the assumptions used across the various TYNDP 2024 deliverables, ensuring stakeholders understand the basis for the assessment as well as ensuring its replicability. This includes making explicit

text: when and how scenario assumptions have been modified during the gaps and projects analysis.

text: (20) ENTSO-E did not fully consult beforehand the composition of the starting grid (for gaps analysis) and of the reference grids (for the cost benefit analysis) . This weakens the robustness of the related assessments. In the future, ENTSO-E should always consult well in advance, and at least with ACER and NRAs, the composition of the starting grid, and the reference grids used in the TYNDPs.

text: (21) ACER could not find where the relevant evidence on how the projects met the criteria th 24 described in the 4 CBA Guideline under section 2.5 (“Reference Network”) were published. If not done already, ENTSO-E should explain in the final TYNDP 2024 how the projects included in the starting grid and in the reference grids, have successfully met the criteria for their inclusion. ACER also recommends ENTSO-E to ensure that from the TYNDP 2026 the required information is collected from the beginning (for more details see sections 2.4.1, 2.5.1 and 2.7.1).

text: (22) Any discrepancies between the project data published in the project sheets and the information used in the assessment should also be clearly identified and justified: a systematic approach could be introduced to track and disclose changes in project information throughout the TYNDP process (i.e., starting already from the scenarios).

text: (23) Also, ACER recommends that a project update from project promoters, regarding costs, timelines and, when applicable, project technical features, is carried out by September of the TYNDP year, in order to include fresh information in the TYNDP project fiches made available for public consultation.

text: (24) ACER agrees with the comments made by other stakeholders as part of the consultation, that having TYNDP information spread across multiple online platforms makes it sometimes difficult to navigate and retrieve relevant data. Further improvements on this point are therefore encouraged.

text: (25) Finally, ENTSO-E should improve the clarity of the adopted methodologies and guidelines and make them available adjusted to different stakeholder needs and capabilities, while always ensuring that the shared documentation cover all the steps performed in the gaps identification and in the overall TYNDP in a clear and comprehensive manner.

text: 2.2.3. Timing and content of the consultations

text: (26) The consultation for the IGI Implementation Guidelines was carried out after the draft report was completed. In the future TYNDPs, ENTSO-E should publish the IGI Implementation Guidelines well in advance of the IGI report drafting and publication, allowing stakeholders sufficient time to provide feedback and ensuring its consideration by ENTSO-E and its implementation in the draft submitted for ACER’s opinion.

text: (27) Regarding the CBA Implementation Guidelines document, which includes the main assumptions and choices made for the CBA assessment, although many elements were consulted between 11 September and 16 October 2023 , i.e., well-ahead of the draft TYNDP 2024 publication, the feedback received during the consultation was not published. In view of the publication of the final TYNDP 2024, ENTSO-E should make publicly available the feedback received to the consultation held in 2023 and how this feedback was considered. For TYNDP 2026, ACER recommends that all the elements of the CBA Implementation Guidelines are duly consulted before their actual implementation and the feedback received timely published.

text: (28) As already mentioned, in the future, ENTSO-E should always consult, at least with ACER and NRAs, the composition of the starting grid, and the reference grids used in the TYNDPs.

text: 2.2.4. Use of scenarios

text: (29) Even though three scenarios were prepared for TYNDP 2024, the IGI exercise was performed only on one scenario for each time-horizon (i.e., NT+ for 2030 and 2040 timehorizons while DE for 2050 time-horizon). To properly consider future uncertainties and to prioritise key upcoming decisions on infrastructure development, ACER recommends that all scenarios, up to a 15-year horizon, are used in the IGI . For the very long-term horizon until 2050, the results of the infrastructure gaps should be considered as having an indicative value only, as such very long-term perspective is inherently subject to great uncertainty.

text: (30) Regarding the CBA, and in line also with the principles described in the ACER Scenarios Framework Guidelines , ACER recommends that for TYNDP 2026, a full CBA (i.e. including market indicators and network indicators) should be conducted as follows: only

text: for the central scenario in the short term (e.g., 2030) and for all scenarios in the medium term (e.g., 2035) and long term (e.g., 2040).

text: (31) As stated in its Opinion “on the compliance of ENTSO-E and ENTSOG draft TYNDP 2024 Scenario Report with ACER Scenarios Guidelines” , while acknowledging the temporal misalignment between the TYNDP 2024 scenario development and the NECP publications, ACER remains concerned that some assumptions in the TYNDP 2024 scenarios are outdated (most of the price input are based on 2022 reports, from IEA 2022 World Energy Outlook and 2022 Booze&co), which for example still reflect pre-crisis gas prices), or not fully aligned with the NECPs. This creates an obvious mismatch as the identified needs as well as the CBA results are inevitably affected by outdated input and cannot be fully consistent with the NECP-based scenarios.

text: (32) In the absence of final NECPs at the time of developing the TYNDP 2024 scenarios, the CO2 and commodities prices should have been at least aligned with the European Commission's recommended harmonized NECP parameters for fuel and CO2 prices . This is also aligned with the feedback provided by TYNDP scenarios Stakeholders Reference Group, included in the Annex 3 of the final TYNDP 2024 Scenarios report .

text: (33) In view of future TYNDPs, ACER expects ENTSO-E (and ENTSOG) to comply with the guidelines and recommendations respectively included in ACER Scenario Framework Guidelines and in the ACER Opinion “on the compliance of ENTSO-E and ENTSOG draft TYNDP 2024 Scenario Report with ACER Scenarios Guidelines”. In this regard, with the TYNDP 2026 scenarios development already underway, ACER acknowledges and appreciates ENTSO-E and ENTSOG's commitment and ongoing efforts to align with the ACER Scenarios Guidelines.

text: Other remarks on the TYNDP package

text: (34) Inclusion of a hydrogen grid and of hydrogen aspects: ACER welcomes the inclusion of a hydrogen topology and hydrogen market aspects in ENTSO-E TYNDP 2024. ACER understands that the hydrogen grid assumed in the TYNDP 2024 IGI and CBA analyses is the same as the one used in the joint TYNDP 2024 scenarios. In ACER’s view, the hydrogen grid considered in the scenarios is overly optimistic , as it includes all the hydrogen projects submitted to the ENTSOG TYNDP 2022 and its composition was

text: never properly consulted . ACER is concerned about the distortions and inconsistencies this choice may cause to the ENTSO-E TYNDP 2024 assessment. Therefore, ACER recommends the use of a more realistic hydrogen grid in the future TYNDPs.

text: (35) Choice of climatic years and consistency with ERAA: The climatic years used in TYNDP 2024 scenarios and TYNDP 2024 market simulations are 1995, 2008 and 2009 . Those might differ from the ones considered in ENTSO-E ERAAs. ACER understands that the climatic years in TYNDP 2024 are based on historical data, whereas those in ERAA adopt a more forward-looking approach that takes also climate change into account. The latter approach is, in ACER’s view, better suited to identify climatic years which are also representative of the future. Given the TYNDP’s long-term perspective, ACER recommends that ENTSO-E further aligns the methods used in TYNDP to the ones used in ERAA which takes also into account climate change. In case of differences in the representative years chosen between TYNDP and ERAA, these should also be clearly justified and consulted.

text: (36) 70% grid capacity targets: as in its previous Opinions, ACER recommends that ENTSO- E explores how to consider the impact of the requirement of

text: Article 16(8) of Regulation (EU) 2019/943

text: (regarding the 70% target obligation on the volume of interconnection capacity to be made available to market participants) in the modelling of the power system for the development of the scenarios, the needs identification exercise and the calculation of project benefits, where relevant.

text: Key remarks on the infrastructure gaps identification (IGI)

text: 2.4.1. Construction and use of the starting grid for IGI

text: (37) Differently from TYNDP 2022 , in TYNDP 2024 a single grid for the 2030 horizon was used by ENTSO-E for both IGI and CBA. ACER underlines the importance of properly reflecting the different purposes of the starting grid for IGI and the reference grids for CBA. In this respect, the IGI starting grid capacities should be built based on currently available transfer capacity, plus capacity increases of projects which are certain to be built, minus capacity reductions of projects to be dismissed. As such, ACER recommends

text: that the IGI starting grid (for all the assessed time horizons) should be composed only by projects which are in the construction phase.

text: (38) The information concerning the initial capacities (i.e. the existing grid at the time of performing the IGI) and the additional projects considered on top of it for building the IGI starting grid for year 2030 was not included in the draft IGI report submitted to ACER . Similarly, the cross-zonal capacities for all study years where a zonal model was used were not published. ACER calls ENTSO-E to publish this information in the final 2024 IGI report.

text: 2.4.2. Expansion steps and projects candidates

text: (39) In TYNDP 2024, the IGI capacity expansion simulations are based on two consecutive steps. The first step considers any real projects, collected from TSOs and from project promoters. The second step considers as candidates the real projects not used by the model in the first step and other conceptual candidates collected from TSOs but only where either there is already an existing exchange capacity or there are projects submitted. As this approach can prevent the identification of capacity needs on borders where no exchange capacity currently exists or where no project has been submitted ACER recommends that all cross-zonal borders (within a realistic distance) are considered in the expansion.

text: (40) The TYNDP 2024’s IGI capacity expansion also considers internal reinforcements and the related costs. Information concerning the internal reinforcements are collected from TSOs, also in those cases when the cross-border project triggering potential internal reinforcements is proposed by third-party project promoters.

text: (41) In ACER's view, the infrastructure gaps identification should be carried out by running a single optimisation step at all cross-zonal borders where the candidates are based on actual project proposals and unit investment costs defined by ENTSO-E, in consultation with relevant stakeholders. On the border where no projects are submitted, a standard capacity, centrally and transparently defined by ENTSO-E, should instead be considered for the expansion. The starting point of the expansion (the so-called starting grid) would include existing capacities and projects which are under construction (see section 2.4.1).

text: (42) Until a single step approach is implemented, ACER recommends that:

text: • all projects which are not included in the starting grid or that have not yet successfully completed the environmental impact assessment are treated like conceptual

text: candidates (i.e., as part of the second loop), as the risk of these project not being realised or being significantly delayed remains high.

text: • for all projects not included in the starting grid, the costs submitted by project promoters could be in theory considered, if the information is not outdated and if confirmed by the concerned NRAs. In the absence of updated and confirmed costs information, the costs for these projects should be centrally computed by ENTSO-E based on unit investment costs defined by ENTSO-E in consultation with relevant stakeholders.

text: • the corridors resulting from the Offshore Network Development Plans (ONDP) and the onshore conceptual candidates should also be treated equally in the system expansion. This would allow to assess the parallel expansion of both onshore and offshore system without unfairly prioritising one over the other.

text: • a standard methodology should be created by ENTSO-E to identify all required internal reinforcements and related costs, in a transparent, fair and nondiscriminatory way.

text: (43) Finally, in view of the publication of final TYNDP 2024, ENTSO-E should publish further information on how the estimation of the project costs in the case of conceptual projects was derived, together with the related timestamps when the cost information was collected. The published information should clearly distinguish between the cross-border project and the required internal reinforcements.

text: 2.4.3. Role of storages in the infrastructure gaps identification

text: (44) ACER has identified some lack of clarity and potential inconsistencies in the way the approach to handling batteries as part of the grid is described .

text: (45) In general, according to ACER, for the short-term (e.g., 2030) and medium-term (e.g., 2035) the flexibility options should be defined in the joint TYNDP scenarios and in line with the targets included in the NECPs. For these time horizons, including storage and other flexibility solutions in the optimisation to be performed under the needs identification exercise could produce results which may not be compatible with the national assumptions set in the NECPs and potentially incompatible with the joint scenarios results which feed into both ENTSO-E and ENTSOG TYNDPs. For the longterm (e.g., 2040) and very long-term (e.g., 2050), as not all NECPs might cover these time horizons and they might not be able to provide a complete and more certain overview of the possible storage capacities evolution, it could be indeed worth to run a sensitivity where storages are also considered in the optimisation performed under the needs identification exercise.

text: 2.4.4. Zonal model and internal constraints

text: (46) In TYNDP 2024 IGI, ENTSO-E performed simulations based on NTC model for the 2030-time horizon while it performed simulations with cross-zonal model for the 2040time horizon and 2050-time horizon (although a simplified zonal market model was used for the latter). While acknowledging the challenges of using a more detailed grid model, ACER believes that applying different models between the study horizons does not support consistency and comparability of results and a cross-zonal model should have been used across all study years, and at least for all study years within the medium-term analysis (i.e., 10-year or 15-year ahead time horizon). In line with its previous recommendations. ACER also suggests that ENTSOE assesses and presents pros and cons of transitioning fully nodal, in order to reach a wide stakeholder agreement on the way forward .

text: (47) Additionally, in ACER’s understanding, the IGI exercise currently provides grid optimisation only at the borders of countries, while, in ACER’s view, optimisation also at the internal boundaries between zones (or interzones) should be performed as input for the TSOs planning tasks and concerned decision makers and competent authorities. The target capacities at the level of internal boundaries between interzones, as results of the infrastructure gaps assessment, should also be published.

text: (48) ACER supports the introduction in the TYNDP of an analysis variant exploring where reinforcement would be required to enable the identified cross-border needs, based on the cross-zonal model. For TYNDP 2024, such analysis focused on six Members States and on the 2040-time horizon only. In view of TYNDP 2026, ACER recommends

text: ENTSO-E to expand the analysis to all Member States, for all scenarios covering medium-term (e.g., 2035) and long-term (e.g., 2040). When performing this exercise, ENTSO-E should build and align to the extent possible with the latest available National Development Plans. The analysis could be potentially complemented by also including the short term (e.g., 2030), but focusing on the contribution of smart grid investments, as the timeframe would be too short for a transmission project to be fully realized and meet the needs.

text: Key remarks on the calculation of costs and benefits (CBA)

text: 2.5.1. Construction and use of the reference grids

text: (49) As mentioned in section 2.4.1, ACER recommends that the approach to build the CBA reference grids differ from the ones used to build the IGI starting grid. The CBA reference grid should be the expected grid at the study year which would serve as basis for assessing the benefits of projects . Stricter criteria should be applied when selecting projects for the CBA reference grids representing the short- and mid-term horizon, compared to those used for the long-term horizon. In other words, less mature projects should be excluded from the short- and mid-term grids to ensure a more realistic and reliable assessment.

text: (50) Fictive interconnectors to UK (being a third country in ENTSO-E TYNDP geographical perimeter) were introduced in the reference grid to mimic the possible impact of future interconnectors to the UK. ACER does not agree that introducing fictive projects delivers a more realistic reference grid. ENTSO-E should have instead consulted the concerned project promoters and NRAs. Additionally, in ACER’s view, no fictive project should be included in the reference grid for the short-term, as it is likely that these projects would have low maturity.

text: 2.5.2. Transfer Capability calculations for project CBAs

text: (51) In TYNDP 2024, the ΔNTC values continued to be primarily based on project promoters’ submission. ACER recommends that, in the future, the ΔNTC calculations should always be centrally performed by ENTSO-E for all TYNDP projects and based on a transparent and consulted method . Also, ACER recommends that such computation is performed with granularity which goes beyond the yearly granularity (e.g. at least seasonal) and for all submitted projects, including those “under construction”, as the NTC values for projects included in the reference grid can affect the CBA of all other projects.

text: (52) Until a centralised ΔNTC computation is performed by ENTSO-E, ACER calls for:

text: • more transparency on how the methodologies to compute the ΔNTC are implemented by project promoters and subsequently checked by ENTSO-E, by publishing the criteria and the minimum requirements used by ENTSO-E to check such compliance, as well as the results of the performed verification.

text: • a single combination of assumptions, such as scenario, grid model, climatic years, time horizon, etc. should be used by all project promoters when computing the contribution of a project to the NTC between two zones.

text: • a verification of the collected ΔNTC data to be performed by ENTSO-E on all submitted projects, including those “under construction.

text: • for ENTSO-E to develop specific criteria for the consistent selection of the critical branches / critical outages and make them available in the Implementation Guidelines. Also, in case of manual addition or removal of network elements from the CB/CO lists, these changes should be provided within the TYNDP package for transparency reasons.

text: Other remarks on the calculation of costs and benefits (CBA)

text: (53) Clustering of projects: Investments that strongly rely on each other may be clustered together to one project. The criteria for the clustering of investments are outlined in the th 44 4 CBA Guideline and the TYNDP CBA Implementation Guidelines. ACER has identified inconsistencies in the application of the clustering rules, especially with regard to criteria related to the allowed differences in maturity levels and the allowed differences in the commissioning dates between investments, as well as missing or insufficient justifications regarding the necessity of clustering. In view of the publication of the final TYNDP 2024, ACER recommends that ENTSO-E properly explains where and why exceptions were made in clustering. For future TYNDPs the clustering of investments th should be carried out in line with the 4 CBA Guideline.

text: (54) Scrutiny on cost assumptions provided by project promoters: Since infrastructure investments being more costly than anticipated is the norm rather than the exception, investment costs given by project promoters, and for any maturity status, should be compared related to the projects length and transmission capacities. The outliers,

text: especially at the lower end, should be subject to scrutiny, since assuming costs that are too low can distort the outcome of the CBA .

text: (55) Impact of climate related extreme events on infrastructure resilience : ACER welcomes that in TYNDP 2024 ENTSO-E introduced the request to project promoters to provide information about adaptation to an investment to cope with possible extreme weather conditions caused by climate change . Yet, it remains unclear (1) for which project the CAPEX information were actually collected, (2) whether the CAPEX information collected from project promoters should be included in the CBA assessment and (3) whether and how changes in climate related extreme weather events and their impact on infrastructure resilience were taken into account when calculating adequacy . ACER recommends ENTSO-E,

text: • to publish in the final TYNDP 2024 the costs information collected from project promoters for the adaptation of their projects to extreme climate events.

text: • to clarify that the CAPEX information collected should be included in the Net Present Value (NPV) and the Benefit to Cost Ratio (BCR) computations.

text: • to further explore, in view of TYNDP 2026, how to comply with the Annex IV (3)(c) requirement.

text: (57) Beneficiaries vs Cost Bearers: Annex V (7) of

text: Regulation (EU) 2022/869

text: requires that the CBA “shall ensure that the Member States on which the project has a net positive impact, the beneficiaries, the Member States on which the project has a net negative impact, and the cost bearers, which may be Members States other than those on which territory the infrastructure is constructed, are identified”. However, the TYNDP 2024 CBA results were only presented in aggregated form at European level or for the ENTSO- E geographical perimeter. ACER considers that having CBA results on a country-bycountry basis, as opposed to in aggregated form, would facilitate future cost-sharing decisions. As such, ACER recommends ENTSO-E to align TYNPDs to these legal provisions.

text: (58) Value of lost load (VOLL): It is unclear from the guidelines why for TYNDP 2024 a standard value of 10,000 euro/MWh is used for indicator B6 (“SoS - adequacy to meet demand”), where no specific country data was available, while, at the same time, a value of 3,000 euro/MWh is used for all the other indicators. ACER calls for ENTSO-E to provide more details in the final TYNDP 2024 on the actual use of the 3,000 euro/MWh VOLL, the reasoning behind the choice of using different values between indicators and where these values were derived from. Additionally, also considering the countries values included in p.138 of the CBA Implementation Guidelines, a VOLL value of 3,000 euro/MWh seems unrealistically low.

text: (59) Concerning indicator B1 (SEW):

text: • the CBA Implementation Guidelines describe approaches to calculate the SEW for internal projects depending on whether the internal project’s main impact is crossborder (i.e. the internal reinforcement facilitates an increase in NTC) or it also brings internal benefits. It remains however unclear how and which of the methods proposed in the Implementation Guidelines were used to calculate the SEW for internal projects. As the choice of the method can have an impact on the outcomes of the calculation, ENTSO-E should provide in the final TYNDP 2024 this information for each of the affected internal project.

text: • furthermore, ACER understands that project promoters were asked to directly conduct the redispatch simulations for assessing internal projects. Considering the challenges some promoters may face in performing this task and obtaining the necessary network data, as well as considering the need to ensure consistency across projects, ACER believes that ENTSO-E should be centrally computing the redispatch benefit.

text: • the SEW was calculated as “Total Surplus”, thus covering consumer and producer surplus for both electricity and hydrogen sectors as well as benefits related to crosssectorial rents. However, only one aggregated value was published. For transparency, ACER recommends that in the final CBA results, the components of indicator B1 are presented both per sector and in an aggregated form

text: (60) Concerning indicator B2 (Additional societal benefit due to CO2 variation): The values of avoidance cost used in TYNDP 2024 are taken from the “European Commission DG MOVE Handbook on the external costs of transport” and from the “EIB Climate Bank Roadmap Progress report” . Given the high level of uncertainty characterising this quantification, ACER welcomes that the TYNDP 2024 CBA uses a range of values (i.e., low, central and high) instead of a single value. As indicated in its previous Opinions about the cost benefit analysis methodology, ACER recommends prudence in the definition of this value and, in particular, using values at the low-end of the spectrum of

text: estimates. For consistency purposes, similar values should be applied to the ENTSO-E and ENTSOG TYNDPs

text: (61) Concerning indicator B5 (Variation of losses):

text: • for the Global ambition scenario, no valuation of losses was performed. For the Distributed Energy scenario, the network model used for the calculation of the losses was built on the National Trends scenario while the monetisation of the losses was based on the marginal cost resulting from the Distributed Energy scenario market simulation outputs. ACER recommends using a consistent set of assumption for the calculation and monetisation of the losses.

text: • in case of PINT projects, the marginal costs of the case with the project is used to monetise the losses, while for TOOT projects, the marginal costs of the case without the project is used. As this approach could lead to unexpected complexities with some marginal costs, and it requires the introduction of caps for each scenario, ACER recommends using the hourly marginal costs regarding the reference case (which ENTSO-E used to indicate to be an adequate system condition). The hourly marginal costs used for these calculations should then be published.

text: • ACER also finds that the current presentation of the results for indicator B5 in the project sheets could lead to a misinterpretation of the projects' CBAs. Typically, an increase in losses should correspond to a negative benefit (and vice versa), but in the project fiches, both the variation in quantified network losses (i.e., in GWh/y) and the variation of the monetized network losses benefit (i.e., in million euros/year) are shown with the same sign. ACER calls ENTSO-E to correct this information in view of the publication of the final TYNDP 2024.

text: (62) Concerning indicator B6 (SoS - adequacy to meet demand): Compared to TYNDP 2022, a security of supply loop to calibrate the scenarios before the CBA assessment has been introduced. Aim of this change is to avoid over-adequacy or very low adequacy in the initial grid without the project and to achieve realistic levels of LOLE in the starting results of market models to be used for the B6 indicator calculations. Also, the methodology for the B6 indicator has been amended to reduce the computational time and to have more reliable EENS estimation. ENTSO-E also explains that the SoS quantification is based on standard methodology similar to one used within ERAA. Nevertheless, the following improvements should be considered:

text: • the TYNDP CBA Implementation Guidelines allow to choose whether to add balancing reserves to the consumption or to derate from the hydro generation or the thermal generation. ACER recommends setting the latter as the default option, also

text: used in the ERAA modelling, because the resulting dispatch is closer to reality (as reserves are allocated to specific generation technologies).

text: • for each country it is assumed that the LOLE should be below or equal the existing adequacy criterion (3 hours as default) and above 2 hours (unless removal of capacities does not allow to reach it) . The CBA Implementation Guidelines do not explain why a low threshold is applied. Also, ACER notices that there are some countries like Sweden or Spain where the LOLE is lower than 2 hours .

text: • to calculate the indicator B6, “Instead of running several loops with different outage patterns, the installed capacity of the power plants (excluding RES) is multiplied by a capacity factor. The capacity factor is an average of the available capacity over different outage patterns.” . To ensure a more consistent approach, ACER recommends in the future to use the capacity factors from the ERAA exercise.

text: (63) Concerning indicator B7 (SoS – flexibility): Regarding the indicator B7.1 - Balancing energy exchange, this indictor remains qualitative as in TYNDP 2022 and it can be delivered by the relevant project promoter. However, it is not clear whether ENTSO-E runs any check on the data collected from project promoters vis-à-vis the methodology th described in section 5.7 of ENTSO-E 4 CBA Guideline. Finally, to ensure adequate transparency, ENTSO-E should publish the monetary information collected from project promoters as well as the methodology used by them .

text: (64) Concerning indicator B8 (SoS – system stability):

text: • ACER welcomes the inclusion of a methodology to assess indicator B8.1. It remains unclear whether and how ENTSO-E checked if the methodology used by the project th promoters was in line with the principles described in the 4 CBA Guideline. Also, the CBA Implementation Guidelines (p.80) do not clarify how the input parameter for the rate of change of frequency (RoCof) calculations obtained from the TYNDP 2024 market simulations are made available to project promoters and why project promoters should be allowed to calculate the RoCof only for 2030 National Trend+ scenario if projects’ CBA is also performed for the 2040-time horizon. ACER calls for the inclusion of these information in the final TYNDP 2024 package.

text: • it is also noted that the CBA Implementation Guidelines do not provide further methodology or guidance on how the sub-indicators B8.0 and B8.2 should have been

text: calculated by promoters. ACER recommends that ENTSO-E should provide further guidance in the Implementation Guidelines of future TYNDPs on how these indicators should be calculated.

text: (65) Concerning indicator B9 (Reserves for re-dispatch power plants): According to ENTSOth E 4 CBA Guideline, p.59, “[…] In principle, this methodology can only be applied for projects located in countries that have a specific mechanism for contracting redispatch reserve power plants or connecting countries where at least one country has such a mechanism. If such a mechanism does not exist for the respective countries, an assumption for the allocation-costs has to be made within the study-specific Implementation Guideline.”. However, this limited approach does not safeguard consistency across projects assessed and does not reveal the socio-economic benefit of a project irrespective of whether a specific mechanism for contracting redispatch reserve exists or not. Given the difficulties that project promoters might face in performing redispatch simulations and obtaining the necessary network data , in ACER view, ENTSO-E should centrally calculate and monetise this benefit in the future TYNDPs, as a result of ENTSO-E’s re-dispatch studies.

text: (66) Non-mature indicators: ENTSO-E has yet to develop a methodology for the so called, in the CBA Implementation Guideline, non-mature indicators. Indicators B7.2 (“Balancing capacity exchange/sharing”), B8.3 (“Black start services”) and B8.4 (“Voltage/reactive power services”), like in TYNDP 2022, are not assessed in TYNDP 2024. Already th rd envisaged by the 4 CBA Guideline and by the 3 CBA Guideline before, ENTSO-E should further develop their concept as part of the TYNDP 2026 CBA Implementation Guidelines.

text: (67) Concerning the assessment of hybrid projects: ENTSO-E should indicate where in the final TYNDP 2024 the “objective information” collected from project promoters to determine the hybrid projects’ cases to be applied is published, along with a reasoned explanation by ENTSO-E for accepting the submitted evidence (p.100 of the CBA Implementation Guidelines).

text: Remarks on TYNDP 2024 projects and project inclusion guidelines

text: 2.7.1. TYNDP guidance for applicants and project inclusion

text: (68) ACER acknowledges that the TYNDP 2024 guidance for applicants in general ensures the equal treatment of projects, the transparency of the inclusion process as set out in Annex III.2 (5) of

text: Regulation (EU) 2022/869

text: , and eventually improve the quality and

text: credibility of the TYNDP, if it is duly and consistently applied by ENTSO-E. However, based on the below remarks, some improvements can still be made for future editions.

text: (69) In some cases, the TYNDP 2024 guidance for application did not request all the necessary information to evaluate a project's inclusion in TYNDP 2024 or its inclusion in the starting/reference grid. As a result, it was impossible to verify whether a project met all relevant criteria. For instance, promoters were not asked to provide evidence of a successfully completed environmental impact assessment , despite this being a criterion for inclusion in the TYNDP 2024 starting/reference grid. For TYNDP 2026, ENTSO-E should ensure that all required information for assessing project inclusion in both the TYNDP and the starting/reference grids is properly collected.

text: (70) It is unclear how radial, or hybrid projects can provide the information on whether the enabled generation capacity is already included in the TYNDP scenarios, being these either derived from the NECPs or developed top-down by ENTSO-E. ACER recommends that this is further clarified in the final TYNDP 2024 and in future TYNDPs’ guidance for applicants. In ACER view ENTSO-E should implement a harmonised standard approach for those cases.

text: (71) In 2024, ENTSO-E published a provisional list of collected projects, but with limited information . To ensure adequate transparency on key project details used in the TYNDP assessment, ACER recommends that the provisional project list for TYNDP 2026 includes all relevant project information and that this information is preconsulted, at least with ACER and the relevant NRAs , before the IGI and CBA development. Additionally, the future TYNDPs’ guidance for applicants should clearly specify the minimum information to be published in this list and define a deadline for its publication (e.g., three months after the check and validation phase closes).

text: (72) ACER is also of the view that all commissioned (or closed to be commissioned) investments should enter the subsequent EU TYNDP for monitoring purposes, by providing all relevant information such as final commissioning date, final capacity and

text: final incurred costs, (i.e., without a CBA assessment). ENTSO-E should adapt the guidance for applicants accordingly.

text: 2.7.2. Consistency of draft TYNDP 2024 project information

text: (73) ACER assessed the consistency of project and investment information as provided in the TYNDP 2024 Projects Sheets . Specifically, ACER’s assessment focused on the application of TYNDP project inclusion criteria (as outlined in the guidance for applicants), the application of criteria for inclusion in the reference grids, and the clustering of investments (as outlined in the CBA Implementation Guidelines). It also addressed inconsistencies identified when comparing TYNDP 2024 data with TYNDP 2022 data, as well as data provided at project level with corresponding data provided at investment level.

text: (74) The guidance for applicants (pp.12-15 and pp.18-20) specifies the information that must be provided to meet the criteria for project inclusion in the TYNDP 2024. ACER notes that this requirement is not met by all projects, as some necessary information is missing or insufficient, particularly concerning the technical descriptions, commissioning dates, and initial estimates of transfer capacity increase. ACER emphasizes the importance of consistently applying the guidance for applicants, including the submission of all required data and urges ENTSO-E to amend and complete any insufficient or incomplete information already in the final TYNDP 2024.

text: (75) Similarly, ACER has identified inconsistencies in the project eligibility for their inclusion in the reference grids, along with a lack of transparency in how ENTSO-E has applied and verified the relevant inclusion criteria. In particular,

text: • the updated draft CBA Implementation Guidelines (p.48) define maturity criteria for the inclusion of projects in the two reference grids for the 2030 and 2040 horizons. However, the draft TYNDP 2024 includes projects in both time-horizons’ grids that are questionable in terms of meeting these maturity criteria – such as projects in the planning and permitting phases included in the 2030 reference grid, and “under consideration” projects included in the 2040 reference grid. ACER emphasizes that being in the permitting or planning phase does not provide sufficient evidence of a project's maturity. As delays or cancellations can still occur during this stage, the inclusion of these projects in the reference grids can significantly distort the

text: assessment. Moreover, projects “under consideration” should not be considered in the reference grids.

text: • the TYNDP CBA Implementation Guidelines (p.48) define project commissioning cut-off dates for the inclusion in both reference grids , “excluding all projects with planned commissioning dates later than these cut-offs” to ensure that “only projects with a strong chance of being commissioned at the dates of the respective scenarios are part of the reference grid”. ACER agrees with the inclusion of cut-off dates for project inclusion in the grid. However, ACER notes that some projects were included in both reference grids despite their expected commissioning date exceeding the defined cut-off dates outlined in the TYNDP CBA Implementation Guidelines. ACER considers it important that the cut-off date is consistently applied to all projects.

text: (76) A comparison of the TYNDP 2024 with the TYNDP 2022 data reveals inconsistencies, particularly concerning the reported progress of investments in relation to their reported commissioning dates. ACER recommends that ENTSO-E, for the purpose of consistency, reviews the information and revises it where necessary in the final TYNDP 2024.

text: (77) ACER has found inconsistencies in the same projects’ sheet, when comparing the draft TYNDP 2024 project-level data with the corresponding data provided at investment level (e.g., discrepancies in the commissioning dates).

text: (78) ACER is of the view that information regarding the hosting country(ies) should be provided at the investment level, as this is critical for a comprehensive assessment of the projects and allocation of costs and benefits.

text: (79) The project information was collected by ENTSO-E in the second half of 2023. As the TYNDP is now being finalised in mid-2025, there is a severe risk of having included outdated information, especially due to the recurring increases in the cost of assets. For future TYNDPs, ENTSO-E should implement a project update window (regarding at least the status, the expected commissioning date and the expected costs) in order to provide more accurate information at the time of the TYNDP consultation.

text: (80) ACER conducted a survey from 17 February to 31 March 2025 to collect NRAs' views and comments regarding TYNDP 2024 projects and investments located within the territory of the NRAs’ Member State.

text: (81) NRAs from 24 Member States provided input, in particular regarding the inclusion and non-inclusion of projects in the TYNDP, views on the inclusion of projects in the reference grids, and inconsistencies identified when comparing the TYNDP 2024 project

text: and investment information with the latest NDP (or more recent information available to the NRAs).

text: (82) Annex IV details all inconsistencies identified by ACER, while Annex V provides an overview of the NRAs’ review of projects. In view of the publication of final TYNDP 2024, ACER requests ENTSO-E to consider the outcome of this review, as outlined in Annex IV and Annex V, and update, where appropriate, the projects’ and the corresponding investments’ information,

text: HAS ADOPTED THIS OPINION:

text: 1. ACER finds that the draft TYNDP 2024 assessments and the projects included in it, generally contribute to the objectives of non-discrimination, and effective competition, referred to in

text: 2. However, ACER also finds that the draft TYNDP 2024 does not sufficiently contribute to the efficient functioning of the electricity market and the sufficient level of cross-border interconnection open to third-party access, due to the aspects described in this Opinion.

text: 3. In view of the publication of the final TYNDP 2024, ACER considers that ENTSO-E should make all relevant TYNDP 2024 inputs and output accessible in a clear and easily understandable format. The information included in Annex III of this Opinion should be clarified and published.

text: 4. For TYNDP 2026, ACER recommends ENTSO-E to implement the following improvements:

text: a. Concerning the TYNDP process in general,

text: i. the TYNDP planning should be adjusted to ensure the publication of the final TYNDP (i.e., after ACER opinion on the draft TYNDP) by December of the relevant TYNDP year. This would allow for its full and timely use in the PCI/PMI selection process, while also providing NRAs with sufficient time to properly assess both projects’ information and the associated benefits.

text: ii. a substantial consultation of the important methodological elements and parameters considered for the infrastructure gaps identification and CBA should be conducted early enough in the process, to duly consider stakeholders comments before the assessments are performed.

text: iii. the level of transparency and consistency regarding assumptions and project information should be further improved. ENTSO-E should also adopt a systematic approach to track and disclose changes in any assumption or in project information throughout the TYNDP process.

text: iv. priority should be given to study up to the 15-year ahead time horizon, as this is particularly useful to provide the more reliable information to spot infrastructure gaps and to assess project benefits.

text: b. Concerning the infrastructure gaps report,

text: i. there should be proper differentiation between the starting grid used for the identification of infrastructure gaps and the reference grids for CBA analyses. The starting grid should comprise the reasonably expected grid assets and it should not include projects that are not yet in construction phase.

text: ii. ENTSO-E should adopt a fully zonal modelling approach at least for all time horizons covering the medium-term (i.e., 10-year or 15-year ahead time horizon), optimise the internal zones and publish the infrastructure gaps accordingly (i.e., with locationally detailed information). Also, ENTSO-E should explore, together with stakeholders, the transition to a fully nodal model for future TYNDP infrastructure gap reports. In ACER view, providing more granularity in the infrastructure gap identification results could help decision-makers and project promoters more easily identify priority future infrastructure needs and the corresponding project solutions to address them.

text: c. Concerning the cost and benefit analyses,

text: i. the assessment of projects should be based on appropriate reference grids by including only projects that strictly comply with the rules set in th the 4 CBA Guideline and respective Implementation Guidelines.

text: ii. a project update from project promoters, regarding costs, timelines and, when applicable, project technical features, should be carried out by September of the TYNDP year, in order to include the most updated information in the TYNDP project fiches for public consultation.

text: iii. ENTSO-E should publish the CBA results per country, to better support the PCI/PMI selection process. In ACER view this would also better support cost-sharing decisions by identifying when benefits lie beyond the hosting country principle.

text: iv. improve the CBA indicators as described in section 2.6 of this Opinion, with particular attention on the indicators still less mature, as this could improve ENTSO-E TYNDP capability to capture the increasing role of projects’ contribution to balancing, system flexibility and redispatch costs reduction.

text: d. Concerning the scenarios,

text: i. ACER expects ENTSO-E (and ENTSOG) to comply with the guidelines and recommendations respectively included in ACER Scenario

text: Framework Guidelines and in ACER Opinion “on the compliance of ENTSO-E and ENTSOG draft TYNDP 2024 Scenario Report with ACER Scenarios Guidelines” .

text: This Opinion is addressed to ENTSO-E, the Commission and Member States. Done at Ljubljana, on 26 May 2025.

text: - SIGNED -

text: Fоr the Agency The Director

text: C. ZINGLERSEN

text: ANNEX I – Legal background

text: Concerning the Union-wide network development plan: • According to

text: article 30(1)

text: (b) of

text: Regulation (EU) 2019/943

text: , the European Network of Transmission System Operators for Electricity (‘ENTSO-E’) shall adopt and publish a nonbinding Union-wide ten-year network development plan, (‘Union-wide network development plan’), (hereafter the ‘TYNDP’), biennially. • According to

text: article 48(1) of Regulation (EU) 2019/943

text: , the TYNDP “shall include the modelling of the integrated network, scenario development and an assessment of the resilience of the system. The Union-wide network development plan shall, in particular: (a) build on national investment plans, […]; it shall be subject to a cost-benefit analysis using the methodology established as set out in Article 11 of that Regulation ; (b) regarding cross-border interconnections, also build on the reasonable needs of different system users and integrate long-term commitments from investors referred to in Articles

text: and

text: of Directive (EU) 2019/944 ; and (c) identify investment gaps, in particular with respect to cross-border capacities.”. •

text: , first subparagraph, requires ENTSO-E to submit the draft TYNDP, including the information regarding the consultation process, to the European Union Agency for the Cooperation of Energy Regulators for its opinion. • According to

text: article 31(1) of Regulation (EU) 2019/943

text: “While preparing the proposals pursuant to the tasks referred to in

text: Article 30(1)

text: , the ENTSO for Electricity shall conduct an extensive consultation process. The consultation process shall be structured in a way to enable the accommodation of stakeholder comments before the final adoption of the proposal and in an open and transparent manner.”. •

text: , second subparagraph, requires that, within two months of the ENTSO-E’s submission, ACER provides a duly reasoned opinion as well as recommendations to ENTSO-E and to the Commission where it considers that the draft TYNDP submitted by ENTSO-E does not contribute to non-discrimination, effective competition, the efficient functioning of the market or a sufficient level of cross-border interconnection open to third-party access. • Pursuant to

text: Article 4(3)

text: (b) of

text: Regulation (EU) 2019/942

text: , ACER may provide an opinion to the ENTSO for Electricity in accordance with the first subparagraph of

text: , and to the ENTSO for Gas in accordance with the first subparagraph of

text: Article 9(2) of Regulation (EC) No 715/2009

text: on the draft annual work programme, on the draft Union-wide network development plan and other relevant documents referred to in

text: Article 30(1) of Regulation (EU) 2019/943

text: and

text: Article 8(3) of Regulation (EC) No 715/2009

text: , taking into account the objectives of non-discrimination,

text: effective competition and the efficient and secure functioning of the internal markets for electricity and natural gas. • Pursuant to

text: Article 4(5) of Regulation (EU) 2019/942

text: , ACER shall, based on matters of fact, provide a duly reasoned opinion as well as recommendations to ENTSO-E, the European Parliament, the Council and the Commission, where it considers that the draft TYNDP does not contribute to non-discrimination, effective competition and the efficient functioning of the market or a sufficient level of cross-border interconnection open to thirdparty access, or does not comply with the relevant provisions of

text: Regulation (EU) 2019/943

text: and

text: Directive (EU) 2019/944

text: . Concerning the infrastructure gaps report: • According to

text: Article 13(1) of Regulation (EU) 2022/869

text: , “Within six months of approval of the joint scenarios report pursuant to

text: Article 12(6)

text: and every two years thereafter, the ENTSO for Electricity and the ENTSO for Gas shall publish the infrastructure gaps reports developed within the framework of the Union-wide ten-year network development plans.” • According to

text: , prior to the submission of its draft infrastructure gaps report to ACER and the European Commission and Members states for their opinion, ENTSO-E shall conduct an extensive consultation process involving all relevant stakeholders. • Pursuant to

text: Article 13(3) of Regulation (EU) 2022/869

text: , “Within three months of receipt of the infrastructure gaps report together with the input received in the consultation process and a report on how it was taken into account, the Agency shall submit its opinion to the ENTSO for Electricity […], the Commission and Member States and make it publicly available.”.

text: ANNEX II – Improvements with respect to the previous TYNDP

text: Regarding the identification of system needs (or infrastructure gaps), ACER acknowledges in particular the following improvements: • The inclusion of a variant to evaluate the impact of the limits of internal networks on the optimal target of interconnections. • Improved clarity and simplification of the TYNDP finding reports. • Improved online data visualisations. • The assessment of system needs covering also the 2050 horizon.

text: Regarding the CBA assessment and the implementation of the 4th CBA methodology, ACER welcomes: • The publication for consultation of the TYNDP 2024 Implementation Guidelines ahead of the actual draft TYNDP 2024 preparation and publication, complemented by a dedicated stakeholder workshop ; • Improved verification of the compliance of dNTC values from project promoters with the criteria and methods described in the ENTSO-E CBA Implementation Guidelines; • The inclusion of a methodology on how to assess the commissioning years; • The consideration of additional hydrogen aspects in the market simulations, expanding the power market model with a hydrogen market model; • The inclusion in an Annex of a detailed methodology for B6 indicator; • The inclusion in the CBA Implementation Guidelines of a methodology to calculate the indicator B8.1; • The update of the reliability standards table based on the ACER report; • The request to project promoters to provide information about the required adaptation to an investment to cope with possible extreme weather conditions caused by climate change, and related CAPEX. • Inclusion of an example concerning B7.1 (Balancing Energy Exchange) as well as for indicator B9 (Reduction of Necessary Reserve for Re-Dispatch Power Plants).

text: Regarding the projects and guidance for applicants, ACER welcomes: • The publication of a list of projects which are no longer included in the draft EU TYNDP 2024 in comparison to the previous edition, including a valid explanation for their non-inclusion . • Improvements in data completeness, particularly regarding the explanations for delays of investments that are reported as delayed.

text: ANNEX III – Information to be published and/or updated in the final TYNDP 2024

text: Based on the recommendations put forward in this Opinion, the following list includes all the information ACER urges ENTSO-E to correct and publish as part of the final TYNDP 2024: • The specific value of the “target capacities” as result of the infrastructure gaps identification. • The transfer capacity of the “current grid”, indicating its timestamp as well as the interzonal capacities where a zonal model was adopted. • The feedback received in the consultation on the draft CBA Implementation Guidelines run between 11 September 2023 and 16 October 2023 as well as the feedback received from the dedicated workshop on 9 October 2023. • A complete list of the input directly taken from scenarios and a list of those cases where different values were used compared to the scenarios data (together with the justification for such a choice). • Explanation on how projects met the criteria for their inclusion in the infrastructure gaps identification and CBA grids, and justification when exceptions were made. • Explanation on how the project costs assumed in the case of conceptual projects were derived, distinguishing the cost information regarding the project and the required internal reinforcements which would be necessary for the cross-border capacity increases. • The steps performed to check the validity of the dNTC values submitted by project promoters, as well as the information collected from them. • The Net Present Value and Benefit Cost Ratio information resulting from the projects’ CBA assessments. • Where and why exceptions were made in clustering projects for CBA. • Why different VOLL values are used for indicator B6 and the other indicators, and the sources used to establish these values. • The choice of the method to calculate the SEW for internal projects and whether those were calculated by ENTSO-E or by the concerned project promoters. • The sectorial components of indicator B1, per sector and not only in an aggregated form. • The hourly marginal costs used for the monetisation of losses under B5. • The presentation of indicator B5 in the project sheets, concerning the losses and the monetised losses, to avoid misinterpretation of projects’ CBAs. • Proper description of the methodologies applied by project promoters for indicators B7 and B8 and what checks were performed by ENTSO-E to ensure compliance with the CBA Guideline. ENTSO-E should also publish the information collected from project promoters. • The list of projects for which costs for adaptation to cope with possible extreme weather conditions were collected, the costs values collected from project promoters and how those were considered in the CBA assessment.

text: • The “objective information” collected from project promoters to determine the hybrid projects’ cases to be applied, along with a reasoned explanation by ENTSO-E for accepting the submitted evidence. • The list of projects enabling generation for which the promoter declared that the generation was either already included in scenarios or not, together with the justification provided by the project promoter. • The CBA indicators’ results per country, as outlined in Annex V (7) of

text: Regulation (EU) 2022/869

text: . • Updated investment and project information in the TYNDP 2024 Projects Sheets, addressing the inconsistencies identified by ACER (Annex IV) and NRAs (Annex V), specifically regarding investments’ commissioning dates, cost data, investments’ progress, project’s hosting countries, among others. • Information on missing transfer capacity increases and on missing or insufficient investment descriptions in the TYNDP 2024 Projects Sheets. • Information on hosting countries at investment item level in the TYNDP 2024 Projects Sheets. • As the project information published in the respective Project Sheets seem to be more updated than the project information included in the CBA Implementation Guidelines Appendix B.1 “Overview of the projects included in the reference grids for 2030 and 2040 time horizons”, align the content of the two documents by updating the project information included in the CBA Implementation Guidelines Appendix B.1 with the most updated data.

text: ANNEX IV – ACER assessment of TYNDP 2024 projects and investments

text: This annex provides detailed information on ACER’s assessment of the consistency of investment and project data provided by ENTSO-E in the TYNDP 2024 Projects Sheets .

text: A. Inconsistencies identified in the reference grids for CBA

text: Based on the CBA Implementation Guidelines for TYNDP 2024 (p.48), two different reference grids are defined for the 2030- and 2040-time horizons. The project inclusion in the 2030 reference grid is based on criteria “a)” and “b)”, i.e. only projects that are “under construction” or that have successfully completed the environmental impact assessment (EIA) should be th included, as defined in the 4 CBA Guideline. The 2040 reference grid includes also projects which met the inclusion criteria “c)” . The Implementation Guidelines specify cut-off dates, with projects commissioned by December 31, 2030, being eligible for the 2030-time horizon, and projects commissioned by December 31, 2035, being eligible for the 2040-time horizon.

text: 2030 reference grid

text: The following table lists all projects that either have the status “in planning but not permitting” or “in permitting”. These projects must meet criteria “b)” of the CBA IG, i.e. having successfully completed the environmental impact assessment (EIA) in order to be eligible for inclusion in the 2030 reference grid. However, ACER and NRAs could not find where the proof of EIA is provided for any of these projects, making it impossible for ACER and NRAs to check the actual compliance with criteria “b)”. If criteria “b)” was not met, all these projects should not have been part of the 2030 reference grid.

text: For the TYNDP 2026, ENTSO-E should ensure that all required information for assessing project inclusion in both the TYNDP and the starting/reference grids, including proof of completion of EIA, is properly collected.

text: The following project is included in the 2030 reference grid but appears to not meet the inclusion criteria.

text: The following table lists projects that appear to meet all the inclusion criteria but were not included in the 2030 reference grid.

text: 2040 reference grid

text: The following tables list projects that appear to meet (not meet) the inclusion criteria but are not included (are included) in the 2040 reference grid. For the TYNDP 2026, ENTSO-E should ensure that all required information for assessing project inclusion in both the TYNDP and the starting/reference grids, including proof of completion of EIA, is properly collected.

text: B. Inconsistencies identified in the clustering of investments

text: Investments that strongly rely on each other may be clustered together to one project. The

text: criteria for the clustering of investments are outlined in the 4 CBA Guideline (p.22) and the TYNDP CBA Implementation Guidelines (p.52) The following table lists inconsistencies identified by ACER regarding the application of these criteria. ACER recommends that ENTSO-E properly explains where and why exceptions were made in clustering for the TYNDP 2026.

text: C. Inconsistencies identified in the reported commissioning dates

text: The following tables shows inconsistencies between the commissioning date of the (least mature) investment item and that of its corresponding project (Table 7) and erroneous commissioning dates (Table 8). ACER requests ENTSO-E to update the commissioning date information in the TYNDP 2024 projects sheets, where necessary.

text: D. Inconsistencies identified in the reported progress of investments

text: The following table lists all transmission investment items and storage projects for which ACER identified inconsistencies in the progress since TYNDP 2022 in relation to their reported commissioning dates. ACER requests ENTSO-E to update the commissioning dates and/or the reported progress in the TYNDP 2024 projects sheets, as appropriate.

text: E. Additional inconsistencies identified by ACER

text: The following table includes transmission and storage projects that have the same TYNDP project number. ACER recommends ENTSO-E to apply unique identification numbers for projects included in future TYNDPs.

text: The following tables list projects with missing or insufficient information in the required documentation, as specified in the guidance for applicants, specifically, in transfer capacity (Table 11) and investment description (Table 12). ACER requests ENTSO-E to complete this information in the TYNDP 2024 projects sheets.

text: The following table shows projects with discrepancies between the listed hosting countries and the project details. ACER requests ENTSO-E to update the information regarding the hosting countries in the TYNDP 2024 projects sheets, as appropriate.

text: ANNEX V – NRAs’ assessment of TYNDP 2024 projects and investments

text: This annex details NRAs’ views on projects and inconsistencies identified when comparing project and investment data provided by ENTSO-E in the TYNDP 2024 Projects Sheets with the national NDPs (or more recent information available to the NRAs). The input is based on a survey conducted by ACER from 17 February to 31 March 2025, with contributions from 24 NRAs. The data review is based on the TYNDP 2024 version that was subject of the public consultation conducted by ENTSO-E from January 31 to March 14, 2025. Any subsequent changes to the project portfolio after this version are not reflected in the responses. ACER requests ENTSO-E to consider NRAs’ input and update the TYNDP 2024 projects sheets and/or use the information for the TYNDP 2026, as appropriate.